Regarding topic 34 - Project Schedule
The Rev 5 schedule shows a 15 day slack time between completion of assembly and testing and the start of inspection.  Please remove the 15 day slack time.  It is imperative these units ship ex-works by the end of June.  This project has a very tight client schedule and these units are a major portion of the project.

Please revise the schedule to show an improvement in the delivery timeline and post the new schedule.

Thanks.