MOM 1/7: Overall schedule is for 70-80% complete. Now a schedule per module will be made, and crane will be included in LOT 1. TFS BV response time on document review is approx. 2-3 days. The first version of the overall schedule will be send Monday 4/7/2016. Goal for finalising the HAZOP is 25/7/2016.