(3898,0,441,'2013-03-28','Revised G.A drawing of SSHE uploaded for your approval.','794','','','0000-00-00',0),(3899,0,441,'2013-03-29','Design temperature as per your requirement won\'t affect design of SSHE.Accordingly we updated G.A drawing of SSHE , also in that we mentioned clerance between blades of rotor & wall.','794','','','0000-00-00',0),(3900,3899,441,'0000-00-00','','','Thank you for the information. Great! Yhen you have my full approval! Do you already have an indication what the further planning is on the shop floor of the SSHE? When will it be ready for shipment?','810','2013-03-29',0),(3901,0,445,'2013-09-21','Sir we have uploaded the P&ID for your referance. ','911','Ms. Vaibhavi, \r\nI am waiting for updated GA drawing with nozzels for pH ','949','2013-03-30',0),(3902,0,437,'2013-03-31','Welding procedure/qualification records & welder qualification records uploded for your reference.','794','','','0000-00-00',0),(3903,3844,437,'0000-00-00','','','Dear Vaibhavi\r\nPlease see comments on WPS/PQR review texted below,\r\n1.Nitrogen is not preferred as a backing/purging gas.This may increase hardness of weld/HAZ and more precautions may be necessary while using Nitrogen.Recommend Argon for purging.\r\n2. Lifting lugs are not covered in the weld map.\r\n3. Welders used to qualify procedures may be used to perform production welds provided they are in frequent touch with the welding processes used in the welding procedures.\r\n3.Welders used are qualified only in 1G position.Any other position shall require seperate welder performance qualification.\r\n4. What about weld map for weld joints in motor top assembly drawing(N1 to N6 nozzles etc.)?? kindly upload.','947','2013-04-01',0),(3904,0,445,'2013-04-01','TFS-13-20 LLE G.A drawing uploaded for your approval.','794','','','0000-00-00',0),(3905,0,438,'0000-00-00','','','Dear All,\r\nfrom yesterday i am calling at technoforce nasik & no one responding in absence of vaibhavi ( she is on leave) . we have the query regarding the drawing as per we submitted location drawing the on 9 feb .','938','2013-04-04',0),(3906,0,446,'2013-04-05','Tentative GA drawings for tanks (Daya scope) uploaded for reference.','671','','','0000-00-00',0),(3907,3844,437,'0000-00-00','','','Dear Vishal/Vaibhavi/Yogesh\r\nrevised welding procedures uploaded with purging gas changed to Argon is acceptable.However i notice revision number and date of revision remain unchanged in the document.Please ensure your company QA system is followed.','947','2013-04-15',0),(3908,0,437,'0000-00-00','','','Dear Yogesh/Milind\r\nPlease update status on forming suppposed to commence on 09/04/2013 and status on Material procurement except motor/gear box/seal supposed to complete on 08/04/2013.','947','2013-04-15',0),(3909,0,446,'2013-04-15','Seperator G.A drawing uploaded for your reference.','794','','','0000-00-00',0),(3910,0,437,'2013-04-15','Corrected weld map & welding procedure specs. uploaded for your reference.','794','','','0000-00-00',0),(3911,3844,437,'0000-00-00','','','Dear Vaibhavi\r\nNo further comments on weld map and welding procedures.','947','2013-04-16',0),(3912,3908,437,'0000-00-00','','','Dear Milind\r\nPlease respond','947','2013-04-17',0),(3913,0,438,'0000-00-00','','','Dear Ganesh,\r\nwe are not able to download /open the doc uploaded by you on 17 april .pls do the needful','938','2013-04-18',0),(3914,0,438,'0000-00-00','','','thks vaibhavi madam .file opened\r\n','938','2013-04-18',0),(3915,0,446,'2013-04-22','TFS 13_12  Electrical and Instrument Control panel G.A. drawing  and SLD  uploaded for approval .\r\n','838','','','0000-00-00',0),(3916,3915,446,'2013-04-25','Dear sir, sight glass details uploaded for your reference.','794','Vaibhavi kindly send me the drawing of flendges for sight glass','158','2013-04-22',0),(3917,0,392,'2013-04-24','Revised G.A drawing of powder receiver uploaded for your approval.','794','','','0000-00-00',0),(3918,0,416,'2013-04-25','FFE design code calculations uploaded for your reference.','794','','','0000-00-00',0),(3919,0,430,'2013-04-29','G.A drawing of powder receiver (rev-1) uploaded for your approval.','794','','','0000-00-00',0),(3920,0,446,'2013-05-12','Job no. TFS  13-12  G.A. drawing of  Eleectrical & Inst. Control panel , Control Room Layout uploaded  for  approval','838','','','0000-00-00',0),(3921,0,450,'2013-05-29','Dear Sir,\r\nWe have uploaded layout of two stage SPDU setup for your approval','687','','','0000-00-00',0),(3922,0,451,'2013-06-04','Sir,we have uploaded ATFD and SUV setup 2D layout for approval.','687','','','0000-00-00',0),(3923,0,385,'2013-06-16','Job no. TFS 12-43 , MEE + ATFD System Cable Tray Layout drawings has been uploaded for your reference .','838','','','0000-00-00',0),(3924,0,450,'2013-06-25','TFS 13-38 , SPDU system   and Thermic Fluid System Electrical & Inst  control Panel  G.A drawing has been uploaded  for approval . ','838','','','0000-00-00',0),(3925,0,451,'2013-07-01','Instrument Control Panel for job no. TFS 13-41 ATFD & SUV system  has been uploaded for approval .','838','','','0000-00-00',0),(3926,0,455,'2013-07-03','We have uploaded GA of FFE and Seperator. Kindly request to review and approve.','971','','','0000-00-00',0),(3927,0,450,'2013-07-03','Dear Sir, we have uploaded layout of two stage SPDU setup for your approval.','971','','','0000-00-00',0),(3928,0,446,'2013-07-04','We have sent you layout showing panel room location. Kindly review and approve.','971','','','0000-00-00',0),(3929,0,457,'2013-07-04','We have uploaded GA for approval. Kindly request to review and approve.','971','','','0000-00-00',0),(3930,0,450,'2013-07-05','We have uploaded revised 2D layout of two stage SPDU setup. Oil seal Vacuum pump location changed. Kindly request to review and approve.','971','','','0000-00-00',0),(3931,0,456,'2013-07-06','We have uploaded GA of 7.5 m2 ATFE for your reference. Kindly request to review and approve.','971','','','0000-00-00',0),(3932,0,450,'2013-07-08','We have uploaded P & ID for reference. Kindly review.','971','','','0000-00-00',0),(3933,0,450,'2013-07-08','We have uploade P & ID of two stage SPDU. Kindly review.\r\n','971','','','0000-00-00',0),(3934,0,450,'2013-07-08','We have uploade P & ID of two stage SPDU. Kindly review.\r\n','971','','','0000-00-00',0),(3935,0,453,'2013-07-10','We have uploaded 2D Layout of SPDU. Kindly request to review and approve.','971','','','0000-00-00',0),(3936,0,454,'2013-07-17','We have uploaded GA of 10 m2 ATFD and Condenser for review and nozzle orientations. ','971','','','0000-00-00',0),(3937,0,451,'2013-07-25','Sir,we have uploaded ATFD and SUV setup P & ID for approval','971','','','0000-00-00',0),(3938,0,424,'2013-07-25','Sir, We have uploaded Operational Manual for ATFD-V. ','971','','','0000-00-00',0),(3939,0,453,'2013-08-09','Electrical and Instrument control panel G.A. drawing has been uploaded for your approval','838','','','0000-00-00',0),(3940,0,451,'2013-08-12','Mr. Shridhar, we have uploaded 3D model for your reference.','971','','','0000-00-00',0),(3941,0,449,'2013-08-13','Dear Sir, Kindly request you to review 2D layout of Stripper, MEE & ATFD.','971','','','0000-00-00',0),(3942,0,451,'2013-08-16','Sir, We have uploaded Revised 2D layout and P & ID for reference.','971','','','0000-00-00',0),(3943,0,463,'2013-09-08','Dear Sir,\r\nWe have uploaded the 13-71-GA Drawings for your Approval.','911','Project schedule and status cannot be viewed. PLease do the needful.','976','2013-08-20',0),(3944,0,459,'2013-08-25','Sir, We have uploaded GA drawings of ATFE setup. Kindly request to review and approve.','971','','','0000-00-00',0),(3945,0,454,'2013-08-29','We have uploaded 2D Layout of 10 m2 ATFD for your reference.','971','','','0000-00-00',0),(3946,0,460,'2013-08-29','Dear Sir,\r\nWe have uploaded the GA drawings of ATFE and FFE Setup for your Approval. Please confirm the same.','911','Dear Amit, GA srgs are approved.Request you to go ahead with manufacturing pls.','861','2013-10-03',0),(3947,0,379,'2013-08-29','Dear Mr. Sujit, We have uploaded Maintenance Manuals for ATFD and axial flow pumps.','971','','','0000-00-00',0),(3948,0,450,'2013-08-29','Dear Sir, we have uploaded the revised  2d layout and P&ID for your referance.','911','','','0000-00-00',0),(3949,0,466,'2013-08-29','Hello Lee, please confirm the themric fluid that is going to be used for the project.  Mr. Yong indicated possibility of  BP Transcal N\r\n','97','','','0000-00-00',0),(3950,0,466,'2013-08-29','Let us know Seismic load and Wind load details ','97','','','0000-00-00',0),(3951,0,466,'2013-08-29','Let us know the type of brine that will be used for the project. It was considered -8 dgC brine\r\n ','97','','','0000-00-00',0),(3952,0,459,'2013-08-30','Sir, We have uploaded 2D Layout of ATFE setup. Kindly review and approve.','971','','','0000-00-00',0),(3956,0,466,'2013-09-06','Dear Lee, I have uploaded the information about the SPD system load details you wanted for the floor loading. There r 2 attachments, 1 the base plan and other the load details  ','97','','','0000-00-00',0),(3954,0,462,'2013-09-03','Dear Sir, TFS-13-69-2D Layout is uploaded for your approval.','911','','','0000-00-00',0),(3955,0,466,'2013-09-06','Hoist cap- 7.5 Ton considering SPD rotor and top assembly ','97','Please advise the hoist capacity to be used in the SPD plant.','979','2013-09-04',0),(3957,0,458,'2013-09-06','Dear Sir, we have uploaded the revised final 2D layout with level wise plan. please see and approve. ','911','','','0000-00-00',0),(3958,0,462,'2013-09-09','JDear Sir,  Job no. TFS 13-69 ATFD System Electrical and Inst. Control panel G.A. drawing  and PLC H/W  BOQ  has been uploaded for your approval','838','','','0000-00-00',0),(3959,0,465,'2013-09-09','Dear Sir,\r\n we have uploaded the GA drawings of RFE & Separator For your Approval. please go through it and approve.','911','Drawings received .Shall examine and convey comments/approval soon.','298','2013-09-09',0),(3960,3959,465,'0000-00-00','','','Both GA drawings stand approved. Please go ahead.','298','2013-09-09',0),(3961,3959,465,'0000-00-00','','','Both GA drawings stand approved. Please go ahead.','298','2013-09-09',0),(3962,3959,465,'0000-00-00','','','Both GA drawings stand approved. Please go ahead.','298','2013-09-09',0),(3963,3959,465,'0000-00-00','','','Both GA drawings stand approved. Please go ahead.','298','2013-09-09',0),(3964,3959,465,'0000-00-00','','','The Lugs  for RFE which have been put on hold may not be fixed by Technoforce.You may send the same as loose with RFE .We shall fix the same on site as per our requirements.\r\n','298','2013-09-10',0),(3965,0,465,'0000-00-00','','','Please see attached file for Comparison of nozzle sizes of Old & New RFE and Vapour Separator','298','2013-09-10',0),(3966,0,463,'2013-09-11','Dear Sir,\r\nWe could not give you the Rotar stator drawing as it is confedential. Please approve the GA Drawing ASAP because so that we can forward the drawing for production.\r\n ','911','We have downloaded the dwg and will be sending you approved dwg in a day or two. I could not trace the rotor-stator dwg, please send the dwg for rotor as well to enable us to approve dwg in totality.','976','2013-09-11',0),(3967,0,462,'2013-09-11','Dear Sir, We have uploaded the 13-69-PID for your referance.','911','','','0000-00-00',0),(3968,0,450,'2013-09-12','We have uploaded the 13-38-As Build Drawings for your referance.','911','','','0000-00-00',0),(3969,0,463,'0000-00-00','','','Drawing approved and sent mail to Mr. Amot. A hard copy is being sent to you. You can start fabrication work. All internals including tie rod and nuts shall be of SS316L.','976','2013-09-13',0),(3970,3965,465,'2013-09-13','The nozzel sizes for the new job will be same as that of the old job. We will upload the revised GA drawing for your approval soon.','911','Please give feed back on nozzle sizes.','298','2013-09-13',0),(3971,0,465,'2013-09-13','Revised GA Drawing are uploaded for your Approval.','911','The revised  GA drawings for RFE and Vapor Sep. stand approved. You may go ahead.','298','2013-09-16',0),(3972,0,458,'2013-09-16','we have uploaded the Final revised 2d layout for your approval.','911','','','0000-00-00',0),(3973,0,449,'2013-09-16','Dear Sir,\r\n      For Job no. TFS 13-30  MEE ,ATFD system Electrical & Instrument  Control Panel G.A. drawing has been uploaded for approval','838','','','0000-00-00',0),(3974,0,448,'2013-09-16','Dear Sir,\r\n             For Job no. TFS 13-25 Electrical & Inst. control Panel G.A drawing has been uploaded for approval','838','','','0000-00-00',0),(3975,0,449,'2013-09-21','Dear Sir, For Job no. TFS 13-30 MEE ,ATFD system Electrical & Instrument Control Panel revised  G.A. drawing has been uploaded for approval','838','','','0000-00-00',0),(3976,0,453,'2013-09-22','we have uploaded 13-46-PID for your referance.','911','','','0000-00-00',0),(3977,0,467,'2013-09-25','Dear Sir, Please find the GA drawings of FFE+ATFE Setup for approval and nozzle orientation.','971','Approved for TFS-13-77','993','2013-10-07',0),(3978,0,469,'2013-09-25','Dear Sir, We have uploaded GA drawings of FFE+ATFE setup for approval and nozzle orientation. Kindly request to check and approve.','971','Approved','993','2013-10-11',0),(3979,0,462,'2013-09-27','We have uploaded hte revised 13-69-PID For your approval.','911','','','0000-00-00',0),(3980,0,471,'2013-10-24','Dear Sir,\r\nWe have uploaded the GA Drawing for your Approvla. Also confirm the Nozzel orientation and approve.','911','GA Drawing for the Equipments is required Immediateley.','991','2013-09-28',0),(3981,0,458,'2013-09-29','We have uploaded the Final 13-58-2D layout for your approval.','911','','','0000-00-00',0),(3982,0,458,'2013-10-02','Revised 2D-layout uploaded for approval','911','','','0000-00-00',0),(3983,0,462,'2013-10-04','Dear Sir, Job no. TFS 13-69 ATFD System Electrical and Inst. Control panel G.A. drawing has been uploaded for yourapproval','838','','','0000-00-00',0),(3984,3978,469,'0000-00-00','','','As per telephonic conversation with Mr. Satish Jha the following points addressed:\r\n1. Flash separator before ATFE is not required at Lantech due to single vacuum pump is being used for both FFE and ATFE and no differential pressure will be there.\r\n2. No cold trap required because of main condenser is having brine utility.\r\n   ','993','2013-10-11',0),(3985,0,462,'2013-10-17','Revised P&Id uploaded for your Approval.','911','','','0000-00-00',0),(3986,0,458,'2013-10-17','We have uploaded the 2D-Layout showing the monkey ladder. Please confirm the monkey ladder location and approve. So that we can proceed with Hand railing cut out.','911','','','0000-00-00',0),(3987,0,462,'2013-10-22','Dear Sir,\r\n\r\nTFS-13-69 P& ID Rev-3, Annexure A rev-1, Annexure B Rev-1 Uploaded for your approval.','911','','','0000-00-00',0),(3988,0,462,'2013-10-22','Dear Sir / Madam ,  For Job no. TFS 13-69 ATFD System  Electrical and Instrument control panel , SLD , BOQ  has been uploaded for approval','838','','','0000-00-00',0),(3989,0,462,'2013-10-22','Dear Sir/madam \r\n For Job no. TFS 13-69 ATFD system Electrical and Instrument control panel GA drawing has been uploaded for your approval ','838','','','0000-00-00',0),(3990,0,458,'2013-10-23','we have uploaded base plan details of Column for your reference','971','','','0000-00-00',0),(3991,0,458,'2013-10-25','We have uploaded the base plan details in AutoCAD format FYR.','971','','','0000-00-00',0),(3992,0,462,'2013-10-25','we have uploaded revised 2D layout for your reference.','971','','','0000-00-00',0),(3993,0,473,'2013-10-31','Dear Sir,\r\nWe have uploaded TFS-13-91-2Dlayout \r\nfor your approval. please go through the uploaded file and  approve . ','911','','','0000-00-00',0),(3994,0,473,'2013-11-01','Dear Sir,   For Job no. TFS 13-91 FFE , MCC and Inst. control panel GA drawing has been uploaded for your approval\r\n            ','838','','','0000-00-00',0),(3995,0,471,'2013-11-17','Revised GA Drawing For yor Approval & Nozzel orentation.','911','','','0000-00-00',0),(3996,0,473,'2013-11-19','Dear Sir,\r\n\r\nWe have uploaded the Revised 2-D layour for your approval.','911','','','0000-00-00',0),(3997,0,458,'2013-11-22','Dear Sir,\r\nWe have uploaded the Revised layout by changing the ladder location pls confirm.','971','','','0000-00-00',0),(3998,0,473,'2013-11-28','Dear Sridhar, We have uploaded P & ID of both FFE setups for approval.','971','','','0000-00-00',0),(3999,0,473,'2013-12-01','We have uploaded 3D model of both FFE setups for review','971','','','0000-00-00',0),(4000,0,472,'2013-12-02','Dear Sir, We have uploaded 2D layout for approval. Please check and approve ASAP.','971','','','0000-00-00',0),(4001,0,446,'2013-12-05','P&ID Uploaded for reference.','911','','','0000-00-00',0),(4002,0,462,'2013-12-05','Revised 2D Layout showing rotor removal arrangement uploaded.  Please check','911','','','0000-00-00',0),(4003,0,477,'2013-12-08','Dear Sir, We have uploaded the GA Drawing of top assembly for approval.Please confirm','911','Temperature transmiiter to be installed at nearest outlet of seal chamber. All other elements should be oriented as existing old assembly. The drawing is approved with above mentioned points.','935','2013-12-10',0),(4004,0,472,'2013-12-08','Dear Sir, Revised layout with dimension for approval uploaded.Please confirm','911','','','0000-00-00',0),(4005,0,481,'2013-12-09','uploaded P & ID FYR','971','','','0000-00-00',0),(4006,0,462,'2013-12-11','Dear Sir, We have uploaded Base Plan for your reference.','971','','','0000-00-00',0),(4007,0,472,'2013-12-11','Dear Sir,\r\n Revised Layout  uploaded for approval.\r\n(10 sq m atfd added). Please confirm','911','Dear Amith, As discussed earlier , today we received the MEE , ATFD\'s P&ID , Electrical panel drawings . Received drawings / layouts are unable to review , requested for Auto cad format & up dation in GA Panels & SLds  .\r\nThanks & Regards \r\nPVV Yesu babu  ','994','2013-12-30',0),(4008,0,462,'2013-12-11','We have uploaded the 13-69 Base plan for your referance.','911','','','0000-00-00',0),(4009,0,477,'2013-12-12','Dear Sir, We have uploaded the revised  GA Drawing of top assembly for Referance.','911','Drawing is approved. ','935','2013-12-12',0),(4010,0,458,'2013-12-12','Dear sir, We have uploaded the revised 2D layout as per revision 3. Please check and approve.','911','','','0000-00-00',0),(4011,0,458,'2013-12-17','Dear Sir,\r\nWe have uploaded final layout for approval.','911','','','0000-00-00',0),(4012,0,458,'2013-12-19','Dear Sir, We have uploaded Base PLan for your reference.\r\n','971','','','0000-00-00',0),(4013,0,458,'2013-12-19','Dear Sir, We have uploaded Base Plan For your reference.\r\n\r\n','971','','','0000-00-00',0),(4014,0,474,'2013-12-19','Dear Sir,\r\n        Electrical & Inst. Control panel G.A drawing for SPDU  system  has been uploaded for approval .','838','','','0000-00-00',0),(4015,0,470,'2013-12-23','Dear Sir\r\n We have uploaded the FFE GA Drawing for approval.','911','','','0000-00-00',0),(4016,0,460,'2013-12-23','Dear Sir we have uploaded 13-66-P&ID For your referance','911','','','0000-00-00',0),(4017,0,474,'2013-12-26','Dear Sir, \r\nWe have uploaded 13-95 2D layout for your referance.','911','','','0000-00-00',0),(4018,0,472,'2013-12-29','Dear Sir, Job no. TFS 13-85\r\n   MEE & ATFD system  Electrical & Instrument Control Panel G.A. Drawing  uploaded for your approval\r\n             ','838','Dear Manish Joshi ,\r\n\r\nKindly send the posted panel layouts & SLDs in auto cad format for our better view , changes & Comments \r\nIn Posted SLD , Instrumentation panel’s SLD missing , Please submit  same along with Auto cad Drawings .\r\nIn SLDs, Please mention the cable schedule for Power & Control cables, \r\n.\r\n\r\n\r\nThanks & Regards\r\n\r\nYesubabu.P V V \r\nManager-Projects-API\r\n','994','2013-12-30',0),(4019,0,472,'2013-12-29','Dear Sir,\r\n\r\nWe have uploaded the MEE ATFD P&ID For Approval.','911','Dear Amith ,\r\n\r\nThe Posted pdf drawings of MEE with ATFD & Acetic Acid ATFD are unable to review , Kindly send same in AutoCAD Format for our review & comments \r\n\r\n\r\nThanks & Regards\r\n\r\nYesubabu.P V V \r\nManager-Projects-API\r\n','994','2013-12-30',0),(4020,0,472,'2013-12-30','Dear Sir\r\n we have uploaded the P&ID in Autocad format For approval','911','Dear Amith ,\r\nKindly refer Following Comments on  P&IDs of MEE , ATFD & Acetic acid ATFD  \r\n\r\nA.	Detailed Individual Drawings required for all major Equipment given below:- \r\n\r\n•	MEE - :Calandria / FCE –I, II & III ; Separators for FCE-I, II & III; Condenser  for MEE ,Condenser for Acetic acid ATFD , condenser for MEE ATFD ,  Pre Heater-I &II ,Flash Vessel –I,II&III; TVR  (along with all details like HTA , No Tubes , Tube pitch , Baffles  , No of passes , Insulation , Design, Operating & Hydraulic test  Pressure / vacuum details for shell and tube sides  ,Design , Operating Temp Details of Shell & tube side  , MOC , Nozzle details ,  etc ) \r\n•	MEE’s ATFD: ATFD full Details (like HTA, Internal details , Shaft / Agitator details , Motor , Gear box, jacket details, Insulation details , Design, Operating & Hydraulic test  Pressure / vacuum details for shell and Jacket sides  ,Design , Operating Temp Details of Shell & jacket  side  ,MOC, Nozzle details,  etc ) \r\n•	Acetic Acid ATFD: ATFD full Details (like HTA, Internal details , Shaft / Agitator details , Motor , Gear box, jacket details, Insulation , Design, Operating & Hydraulic test  Pressure / vacuum details for shell and Jacket sides  ,Design , Operating Temp Details of Shell & jacket  side  , MOC, Nozzle details , etc ) \r\n•	Acetic Acid ATFD- Scrubber System : full Details ( Scrubber internal details , Scrubbing media/ pickings details  , Scrubber capacity , Blower capacity ,  etc ) \r\n•	Other supporting equipment Details :( Capacity , Dimensions required ) for all  Distillate Receivers of  MEE, ATFD skids ; Any other receivers / collection tanks / Seal cooling tanks ,PHE-I &II,  etc , \r\n•	All Pumps Details :( Capacity , Head , MOC Etc  )  \r\n\r\n\r\nB.	The following Information to be include/shown in Table for Both P&IDs along with Equipment No & Tag No.\r\n•	Capacity & Qty of Individual Equipment \r\n•	Approximate Dimensions \r\n\r\n\r\nC.	Separation of GIL Scope of Equipment & BOQ from P&ID \r\n•	Specify the GIL scope Equipment with complete BOQ \r\n•	Show the GIL scope of Equipment & pipe fittings in Cloud with Separate color \r\n\r\n\r\nD.	The Both P&IDs updated with following items for operational requirement.\r\n•	Strainers for all Pump’s Suction lines ;Views Glass with NRV in All pumps Discharge lines ;\r\n•	Drain lines with valves to be provide for all equipment & Accessories ,  for complete drain of liquid from Shell / Tube / jacket sides( without dead legs ) \r\n•	CIP Cleaning Water to be separately collected in other receiver or it should returned to MEE Feed Tank \r\n•	Paint to be specify for All lines , equipment & Structure in P&ID \r\n•	Stand by collection receiver to be provide for Acetic Acid ATFD , in case of Color appear in distillate , it should rerouted to Feed tank .\r\n•	Flow meters to be provide in ATFD Feed line & Distillate collection lines \r\n•	Acetic Acid ATFD : Scrubber’s Blower to be automated with feed pumps motor( whenever the power fails  to Blower ,  at the same time the feed pump’s motor can stop ) \r\nKindly update P&IDs with above Comments  & submit the Detailed drawings as per above given equipments .\r\n\r\nThanks & Regards \r\nYesubabu','994','2014-01-01',0),(4021,0,472,'2013-12-30','Dear Sir, Job no. TFS 13-85 MEE & ATFD system Electrical & Instrument Control Panel G.A. Drawing (A CAD )  uploaded for your approval ','838','dear Manish Joshi ,\r\nPl refer the following Comments for Electrical panels \r\n•	Cable Entry from Bottom for both the panels\r\n•	Cable termination from Front side only  \r\n•	LOTO provision for all feeders in Panels (feeder Locking System)\r\n•	Double earthing for All motors \r\n•	Suitable earth pits should be provide for Earthing\r\n•	RJ 45 Provision for Energy meters (for linking with BMS) in both panels.\r\n•	4P MCCB should be provide in place of 3P MCCB\r\n•	L&T make Motor Protection relay to be provide for Motors having greater than 10HP \r\n•	Single phase Preventor in circuit for all Motors ( this option normally coming  with MPCB , pl check & Confirm ) \r\n•	Weather proof / IP-65 Protection to be provide for Control / Operating /Instrumentation panel (because, we are placing this panel inside MEE skid )\r\n•	Color code for panels : Siemens grey \r\n•	Cable schedule be provide for both power & control cables \r\n•	20% Spare feeders (or one spare feeder for each HP)  to be provide In MCC Panels \r\n•	Lamp with switch & 2 single phase sockets with switches to be provide in each panel\r\n•	All Cables should be Aromor with proper dressing & with name plate \r\n•	All motors to be properly covered with Motor Guards (to protect from rain fall)\r\n•	Load of Each panel In HP & Amp to be provided.\r\n\r\nKindly update the Drawings & SLD with above comments , submit final drawings \r\n\r\nThanks & Regards ','994','2013-12-31',0),(4022,0,483,'2013-12-30','Dear Sir,\r\nwe have uploaded the GA Drawing of ATFE Setup for approval please confirm.','911','','','0000-00-00',0),(4023,0,450,'2014-01-03','Dear Sir,\r\n           Electrical & Inst Control panel Electrical drawing for SPD system has been uploaded for your reference .','838','','','0000-00-00',0),(4024,0,482,'2014-01-05','Dear Sir,\r\nWe have uploaded the 13-114-GA Drawing for Approval','911','','','0000-00-00',0),(4025,0,472,'2014-01-06','Dear Sir,\r\n             Control Panel G>A. drawing for MEE & ATFD system has been uploaded for approval ','838','Dear manish Joshi ,\r\nKindly send the written confirmation for All points of our earlier mail Dt 01-01-2014.\r\n\r\nRegards\r\nyesubabu','994','2014-01-06',0),(4026,0,474,'2014-01-06','Dear Sir,\r\nWe have uploaded the P&ID for referance.','911','','','0000-00-00',0),(4027,0,462,'2014-01-09','Load details/reaction on each column upload for your referance','911','','','0000-00-00',0),(4029,0,480,'2014-01-12','Dear Sir,  Control Panel GA drawing for RFE+ ATFD system job no. TFS 13-107 has been uploaded For approval','838','','','0000-00-00',0),(4030,0,483,'2014-01-12','Dear Sir,\r\nRevised ATFE  GA Drawing uploaded uploaded as per your requirment for approval.','911','','','0000-00-00',0),(4031,0,472,'2014-01-15','Dear Sir,\r\n          For MEE and ATFD system  control Panel GA drawing has been uploaded for approval . ','838','Dear manish Joshi ,\r\nAttached drawings are unable to open & review , Kindly send the Drawings in Autocad  & PDF Formats ','994','2014-01-15',0),(4032,0,482,'2014-01-15','13-114 2D Layout uploaded for your referance','911','','','0000-00-00',0),(4033,0,476,'2014-01-17','Dear Sir \r\nWe have uploaded the two option of 2D-Layout please go through it and approve.','911','','','0000-00-00',0),(4034,0,480,'2014-01-20','Dear Sir \r\nwe have uploaded the 2D layout for your approval','911','','','0000-00-00',0),(4035,0,480,'2014-01-21','Dear Sir \r\nWe have uploaded the P&ID For approval.','911','','','0000-00-00',0),(4036,0,480,'2014-01-21','Dear Sir,\r\n\r\nWe have uploaded the revised 2D Layout as per your requirment for approval','911','','','0000-00-00',0),(4037,0,486,'2014-01-23','Dear Sir,\r\n\r\nWe have uploaded the 2D Layout for your Approval','911','','','0000-00-00',0),(4038,0,462,'2014-01-23','Dear Sir,\r\nWe have uploaded Final 2D layout.','911','','','0000-00-00',0),(4039,0,476,'2014-01-27','Dear Sir,\r\nWe have uploaded the GA Drawing for referance.','911','','','0000-00-00',0),(4040,0,494,'2014-01-28','Dear Sir, \r\n\r\nWe have uploaded the 14-02 SPDU GA Drawing for approval.','911','','','0000-00-00',0),(4041,0,483,'2014-01-29','Dear Sir we have uploaded the P&ID Of ATFE Setup For your referance','911','','','0000-00-00',0),(4042,0,486,'2014-01-29','Dear Sir,\r\n              For ATFD system Electrical & Inst. control panel GA drawing has been uploaded for approval .','838','','','0000-00-00',0),(4043,0,482,'2014-01-31','We have uploaded 13-114 P&ID For referance','911','','','0000-00-00',0),(4044,4033,476,'0000-00-00','','','Dear Amit,\r\nAs per earlier mail, option no 2 (All 7 no ACE in straight line) for layout was selected.Attached drawing shows the location as per sute conditions','694','2014-02-01',0),(4045,0,476,'2014-02-02','Dear Sir,\r\nWe have done some changes in Approved layout. please confirm the same.','911','','','0000-00-00',0),(4046,0,480,'2014-02-03','Dear Sir, \r\nWe have uploaded the revised layout by considering both setup in single modal, please approve.','911','','','0000-00-00',0),(4047,0,495,'2014-02-06','Dear Govind, We would be uploading P & ID on 10th Feb. for further queries and comments please use our web services instead of mail for better co-ordination.','971','Yes. We will use this to upload . I willread the instructions you sent to be familiar.','1010','2014-02-06',0),(4048,4047,495,'2014-02-11','Dear Govind, we have uploaded vacuum system specifications.','971','Yes. We will use this to upload . I willread the instructions you sent to be familiar','1010','2014-02-06',0),(4049,0,495,'2014-02-12','We have uploaded P & ID for your reference.','971','Mufaddal,\r\nI uploaded a document about vacuum pump motor speed as suggested by vendor. Please let us know whether this acceptable. \r\nGovind Raman','1010','2014-02-07',0),(4050,0,495,'2014-02-12','Deliverable list uploaded, Please elaborate the points highlighted in deliverables.','971','Please mark up P&Id to reflect the following \r\nUtility system for P&ID marrk up\r\n1. Hot oil 2 units one for the 1st stage and one for the 2nd stage at different temperature. Same hot  oil will be used in pipe  jackets.\r\n2. Chilled water unit 8 TR, 33 gpm , ( max 35 psig) supplies to cold traps, Liquid ring pumps and all booster vacuum pumps.\r\n3. Tempered water system one at 70°C   to stage 1 and the other at 100°C to stage 2 condenser. Same water system will  be used to cool the receivers and pump suction jacket.','1010','2014-02-07',0),(4051,0,458,'2014-02-10','Dear Kshitij, P& ID uploaded for your reference.','971','','','0000-00-00',0),(4052,4045,476,'0000-00-00','','','Dear Sir,\r\n\r\nFind the attachment of layout for ACE Setup in DAAM plant.\r\nThe elevation of ACE from floor level will be 800mm instead of 1500mm same is marked in attached drawing.\r\n\r\nRegards,\r\nVishal Warpade\r\nProject Lote\r\n','694','2014-02-11',0),(4053,4050,495,'0000-00-00','','','Deliverable list: Clarifications:\r\n1.Relief valves- This is applicable only if any relief valves in your design otherwise \"Not Applicable\"\r\n2. Freeze protection- if applicable to protect lines which can freeze, - Use heat tracing and insulation, otherwise \"Not applicable\"\r\n','1010','2014-02-12',0),(4054,0,487,'2014-02-14','We have uploaded 2D layout for approval. PLease check and approve.','971','','','0000-00-00',0),(4055,0,495,'0000-00-00','','','I am unable to up load SGCE commented P&ID. Tried several time and it is not going through. I am sending a copy via email.\r\nG.Raman','1010','2014-02-14',0),(4056,4055,495,'0000-00-00','','','Mufaddal,\r\nUploaded a document for LCI scope. This shows what we are buying from LCI. All other have to be installed by SGCE. Please mark up P&ID accordingly. Use LCI original P&Id for pipe sizes .','1010','2014-02-17',0),(4057,0,495,'2014-02-18','All the pipes used will be ANSI only. we will revise the P&ID by showing the pipe sizes in inches and upload it soon.','911','Piping specifications\r\nPlease confirm the pipe size on the LCI existing skid. . P&ID shows metric ? Are they metric or ANSI. All our new pipe should be in inches.If supplied pipes are metric on the skid, we have to install a matching flange or NPT thread. Small sizes will be tubing with swagelock fittings.','1010','2014-02-18',0),(4058,0,482,'2014-02-19','Dear Sir,\r\nWe have uploaded the revised GA drawing for Approval','911','','','0000-00-00',0),(4059,0,482,'2014-02-19','Dear Sir \r\nWe have uploaded revised Layout ( Weight added in Layout) for referance','911','','','0000-00-00',0),(4060,0,487,'2014-02-21','Dear sir we have uploaded the revised layout please approve','911','','','0000-00-00',0),(4061,0,482,'2014-02-21','Dear Sir, we have uploaded the BOS for Flow transmitter and metring pump for referance','911','','','0000-00-00',0),(4062,0,482,'2014-02-25','Dear Sir we have uploaded level transmitter specification for referance','911','','','0000-00-00',0),(4063,0,495,'2014-02-27','Dear Mr. Govind\r\nPlease Find the P&I Diagram of SPDU Setup and Utility Setup with Line sizes In Inches.','998','','','0000-00-00',0),(4064,0,495,'2014-02-28','Dear Mr. Govind Raman\r\nPlease Let us know the elements which are to be included in PLC-SCSDA regarding utility side. Is the utility side control is independent, i.e., supplied by the vendor or it is included in PLC, SCADA.\r\n\r\nRegards,\r\nSunny Dubal.','998','The utility control will be supplied by the vendor. We would like to monitor the status.\r\nG.Raman','1010','2014-02-28',0),(4065,0,495,'2014-02-28','Dear Mr. Govind Raman\r\nPlease Let us know the elements which are to be included in PLC-SCSDA regarding utility side. Is the utility side control is independent, i.e., supplied by the vendor or it is included in PLC, SCADA.\r\n\r\nRegards,\r\nSunny Dubal.','998','','','0000-00-00',0),(4066,0,458,'2014-02-28','We have uploaded the revised p&ID for referance','911','','','0000-00-00',0),(4067,0,495,'2014-02-28','Dear Mr. Govind Raman\r\nPlease Let us know the elements which are to be included in PLC-SCSDA regarding utility side. Is the utility side control is independent, i.e., supplied by the vendor or it is included in PLC, SCADA.\r\n\r\nRegards,\r\nSunny Dubal.','998','On the utility side please include running status on/off, Temperature, pressure for vendor unit monitoring. Controls are independent. \r\nUtilities are: Chilled water, Hot tempered water 1&2, Hot oil 1&2. \r\n','1010','2014-02-28',0),(4068,0,495,'2014-03-02','Dear Mr. Raman,\r\nAs per the unit supplied to LCI CORP., all the pipe threadings are as per NPT Standards.\r\nRegards,\r\nSunny Dubal.','998','Pipe thread on the LCI units\r\nPlease confirm all pipe threads are NPT on the unit supplied to LCI.\r\nThanks\r\nG. Raman','1010','2014-02-28',0),(4069,0,495,'2014-03-02','Dear Mr. G. Raman,\r\nAs per the unit supplied to LCI Corp., all the pipe threads are NPT. \r\nRegards,\r\nSunny Dubal.','998','','','0000-00-00',0),(4070,0,476,'2014-03-02','Dear Sir,\r\n\r\nWe have uploaded the P&ID For ACE Setup for your referance','911','','','0000-00-00',0),(4071,4047,495,'2014-03-03','Dear Mr. G Raman,\r\nAccording to setup supplied to LCI Corp., There is a \'Double coil Cold Trap\' to degasser also.\r\nSo, in electrical wiring diagram, should we consider the coil and actuated valve system for your application or not. Please let us know.','998','','','0000-00-00',0),(4072,4047,495,'2014-03-03','Dear Mr. G Raman,\r\nAccording to setup supplied to LCI Corp., There is a \'Double coil Cold Trap\' to degasser also.\r\nSo, in electrical wiring diagram, should we consider the coil and actuated valve system for your application or not. Please let us know.','998','','','0000-00-00',0),(4073,0,495,'2014-03-03','Dear Mr. G Raman,\r\nAccording to setup supplied to LCI Corp., There is a \'Double coil Cold Trap\' to degasser also.\r\nSo, in electrical wiring diagram, should we consider the coil and actuated valve system for your application or not. Please let us know.','998','Yes. LCI told us that Technoforce supplied  all the solenoid valves for the 3 Double coil traps. Please refer P&ID number 3-TFS-05-65/03\r\nG.Raman','1010','2014-03-03',0),(4074,4047,495,'2014-03-04','Dear Mr. G. Raman,\r\n			We Have Considered the following-\r\n\r\n1.	Following PLC hardware  main CPU will be considered  for project .\r\ni.	PLC    CPU   with Ethernet Port		-	Make Siemens \r\nii.	SCADA  WINCCC  version 7.0 SP3	-	Make Siemens \r\n	\r\n2.	Accessing of Third party Devices \r\n•	If third party devices  status required to take in PLC  system  following  inputs to be considered-\r\na)	For Motor On / Off Status (  Electrical Contactor )  Potential Free Contact  from the   existing Third party panel .\r\nb)	Re transmission analog  output from the  controller .( Like Temperature Controller ) )\r\n•	If third party devices  status as well as controller set point access  required to take in PLC / SCADA system  following type of device  to be considered-\r\na)	Third party device  ( Temperature Controller ) should have profibus communication port to communicate with PLC   system .\r\n\r\nPlease do review and give us your feedback.\r\n\r\n                                   \r\nRegards\r\nSunny Dubal\r\nTechno Force Solutions,\r\nnashik\r\n\r\n\r\n','998','','','0000-00-00',0),(4075,0,495,'2014-03-04','Dear Mr. G. Raman,\r\n			We Have Considered the following-\r\n\r\n1.	Following PLC hardware  main CPU will be considered  for project .\r\ni.	PLC    CPU   with Ethernet Port		-	Make Siemens \r\nii.	SCADA  WINCCC  version 7.0 SP3	-	Make Siemens \r\n	\r\n2.	Accessing of Third party Devices \r\n•	If third party devices  status required to take in PLC  system  following  inputs to be considered-\r\na)	For Motor On / Off Status (  Electrical Contactor )  Potential Free Contact  from the   existing Third party panel .\r\nb)	Re transmission analog  output from the  controller .( Like Temperature Controller ) )\r\n•	If third party devices  status as well as controller set point access  required to take in PLC / SCADA system  following type of device  to be considered-\r\na)	Third party device  ( Temperature Controller ) should have profibus communication port to communicate with PLC   system .\r\n\r\nPlease do review and give us your feedback.\r\n\r\n                                   \r\nRegards\r\nSunny Dubal\r\nTechno Force Solutions,\r\nnashik\r\n\r\n\r\n','998','','','0000-00-00',0),(4076,4047,495,'2014-03-05','Dear Mr. Raman\r\nWe are considering Absolute Pressure Transmitters for Vacuum measurements at Three Cold Traps and one we have included After Root Blower RB-105, i.e. between RB-104 and RB-105. This would be helpful for alaraming in case of vacuum drop.','998','','','0000-00-00',0),(4077,0,480,'2014-03-05','Dear Sir,\r\nwe have uploaded Approved 2D layout by placing the distillate tank.','911','','','0000-00-00',0),(4078,0,495,'2014-03-05','Dear Mr. Raman, we want to know your requirements about utility temperature control-\r\nIs there only temperature indication on SCADA or you require a facility for setting the temperatures for it, i.e., set point of hot oil circulation temperature is to be entered through SCADA. Please give us your feedback','998','','','0000-00-00',0),(4079,0,486,'2014-03-06','Dear sir,\r\nwe have uploaded the Approved 2D layout pls mark the utility direction,feed tank location,feed pump location.','911','','','0000-00-00',0),(4080,0,472,'2014-03-06','Dear sir,\r\nWe have uploaded revised layout please approve.','911','Dear amith ,\r\n1. 2D Layout : Regarding 2D layout , orientation is OK ; You can procced for Civil Foundation load designs .\r\n2.Staircase : Pl extend Grating , Plotform & railing in +13200 mm level ,+10800 mm lvelel ;  because top working space is required for future maintenance & removal & re errections etc . also Pl send the 3d or isometric view for full height staircase with Grating .','994','2014-03-06',0),(4081,0,472,'2014-03-06','Dear Sir,\r\nAs per our view there is no requirment of more grating at 13.2 m level. please explain by marking in leval wise plan where exactly you require extra railing,grating ,platform on 10.8 & 13.2 m level. \r\n','911','','','0000-00-00',1),(4082,0,472,'2014-03-06','Dear Sir,\r\nAs per our view there is no more requirment of grating at 13200mm level. Please clear the point by marking the extra Plotform & railing in +13200 mm level ,+10800 mm level in level wise plan.','911','','','0000-00-00',0),(4083,0,497,'2014-03-10','Dear Sir,\r\nwe have uploaded the 2D laylut for your referance & GA Drawing for approval.','911','Still We are not received GA drawings,\r\nPlease send schedule from drawing approval to dispatch','1016','2014-03-07',0),(4084,0,473,'2014-03-10','Dear Sir\r\nWe have uploaded 13-91 Cable tray layout for your referance','911','','','0000-00-00',0),(4085,0,476,'2014-03-11','Dear Sir we have uploaded revised P&ID Pease  confirm.','911','','','0000-00-00',0),(4086,0,482,'2014-03-14','Dear Sir,\r\nWe have uploaded the Revised GA drawing of Settler for Approval','911','','','0000-00-00',0),(4087,0,482,'2014-03-14','Dear Sir, We have uploaded revised P&ID for referance','911','','','0000-00-00',0),(4088,0,487,'2014-03-17','Dear Sir,\r\nWe have uploaded the approved revised layout by adding the Distillate tank.','911','','','0000-00-00',0),(4089,0,497,'0000-00-00','','','Please send control panel drawing for approval','1016','2014-03-18',0),(4090,0,497,'0000-00-00','','','Approved fabrication drawings uploaded. Layout will be uploaded in this week.','1016','2014-03-18',0),(4091,0,472,'2014-03-18','Dear Sir\r\nWe have uploaded the revised  2D layout For approval.','911','ok , you can gohead \r\nas requested earlier pl send the 3d / isometric views of Structure for checking the operational convenence ','994','2014-03-19',0),(4092,0,472,'2014-03-20','Dear Sir, \r\nWe have uploaded Granuals Scope BO list & Centrifugal pump details for referance.','911','Dear Amith , \r\nPl note , Except Steam Flow meter all the instruments in Techno force Scope only .\r\n','994','2014-03-20',0),(4093,0,499,'2014-03-21','Dear Sir,\r\n\r\nWe have uploaded 14-21-GA of ATFD for Approval.\r\n','911','Seen the GA drawing,\r\nThere are few comments,\r\n1.Jacket side design pressure not mentioned\r\n2.Does the steam jackets have helix in side to improve heat transfer\r\n3.Lifting lugs and bracket supports are not shown for each section \r\n4. For the fourth compartment,whether there are any spirals in the jacket\r\n','1019','2014-03-24',0),(4094,0,498,'2014-03-21','Dear Sir \r\nWe have uploaded the GA drawing of FFE Setup for approval & also confirm the nozzel orentation.','911','Separator : Operating temp. should be  30 to 90 Deg C. Hydrotest for 3kg/cm2 pressure.Mention thickness of the shell. N1 nozzle orientation should at 45 Deg C. Internal & External finish should be mirror finish.\r\nFFE : Operating temp for shell  should be 30 to 120 & tube 30 to 90.  N4 nozzle should be 50NB.  Nozzle orientation not shown for few nozzles.','1017','2014-04-01',0),(4095,0,472,'2014-03-24','Dear Sir,\r\nWe have uploaded the P&ID for approval.','911','dear Amith ,\r\nPl send the drawings in Auto cad format , What are the Changes in Drwaings ? ','994','2014-03-24',0),(4096,0,487,'2014-03-24','13-121 P&ID for approval','911','','','0000-00-00',0),(4097,0,486,'2014-03-24','Dear Sir,\r\nWe have uploaded 13-120 P&Id for Approval','911','','','0000-00-00',0),(4098,0,499,'2014-03-24','REPLIES ON COMMENTS\r\n\r\n1)Jacket side design pressure is 6kg/cm2 and is already mention in GA drawing.\r\n2)There is no any Helix  inside steam jacket.\r\n3)Why there is need of lifting lugs for each section?\r\nIt is not necessary to give bracket support for each section. \r\n4) Yes there are spiral in 4th compartment.\r\n\r\nPlease confirm the nozzel size of feed, Vapor and product outlet nozzel.','911','Dear Amit,\r\nFeed nozzles & vapor outlet duct are designed as per our conditions, we suppose,\r\nwhy there is increase in 1st sections height,\r\nThanks,\r\nRajesh','1019','2014-03-30',0),(4099,0,472,'2014-03-25','Dear Sir,\r\n13-85 P&ID in autocad format uploaded.please confirm','911','dear Amith ,\r\nThe drawings submitted by you , not updated with Pump Head , Flow & Equipment capacities in all sheets . Kindly Update the Drawings with all deatils . earlier we requested , to update the GIL Scope wotks in thick line with Revision cloud. \r\nKindly update the drawings as per our discussions.\r\n','994','2014-03-25',0),(4100,0,472,'2014-03-26','Dear Sir, P&ID is already marked with (TF--C ) Symbol.Pump flow and Head list is already submitted to you. Cloud is also done for revised added sight glass, strainer, tapping.Client scope lines cannot be bold as half of the line is in TF scope and half of the line in client scope.','911','Dear Amith ,\r\nPlease cross check the P&ID once again before placing the Comment .\r\n\r\nAs dicsussed & explained today to you  , \r\n\r\nThe Following Details not Up dated in Final P&ID \r\nA. MEE & ATFD - P&ID- Process (TFS-13-85-PID , Sheet 1 of 3)\r\n1. Axial Pump details (AFP-101,102,103) - Head , Flow \r\n2.Other Pumps (CPU-101,102,103,104,105,106 )- Head \r\n3.other Receivers / Separators-3 (S-101,102,103) nos /Flash pot-3 nos (S-104,105, 106) capacity details \r\n4. Flow indicator range deatils \r\n5.Thermo compressor Deatils (capacity)\r\n6.Plate type Heat Exchanger Details (capacity)\r\n7.Separator for WRVP \r\nB. MEE & ATFD - P&ID- Seal cooling & flushing  (TFS-13-85-PID , Sheet 2 of 3)\r\n1.TP-101,102,103,104,105 Capacity Details\r\n2.CPU-301 specs (Head , flow )\r\n3.T-301, 302 tank details ( capacity )\r\n4.DF-301 Details ( capacity , Micron size)\r\n\r\nC.  ATFD -II  P&ID- Process (TFS-13-85-PID , Sheet 1 of 3)\r\n1.D-106 capacity details\r\n2.FI -102 Deatis \r\n3.CPU-105, 106, 107 Head deatils\r\n\r\n','994','2014-03-26',0),(4101,0,484,'2014-03-28','Dear Sir\r\n\r\nwe have uploaded the 13-109 2D layout for approval','911','we have seen, your revised layout & elevation plan,now it looks OK. requesting you to please send us the P&ID also.','1005','2014-04-03',0),(4102,0,497,'2014-03-28','Dear Sir ,\r\n        For Job no. TFS 13-88 ,  ATFD System , Electrical & Instrument Control Panel GA drawing and SLD uploaded for approval .    ','838','Please find the URS copy of DRl for electrical Panel. Please send the revised MCC panel as per our URS requirement.\r\nAnd in instrumentation panel , we require the Push buttons of ATFD motor, Blower motor and Pumps also with status indication.\r\nPlease send the revised drawings for approval. If any doubts please contact us.','815','2014-04-02',0),(4103,0,484,'2014-03-28','Dear Sir ,\r\n         For Job no. TFS 13-109 , Electrical & Instrument Control panel GA drawing uploaded for approval .','838','','','0000-00-00',0),(4104,0,499,'2014-03-28','Dear sir,\r\nwe have uploaded the revised GA drawing for approval please confirm','911','Dear Amit, Feed nozzles & vapor outlet duct are designed as per our conditions, we suppose, why there is increase in 1st sections height, Thanks, Rajesh','1019','2014-03-30',0),(4105,0,472,'2014-03-30','Dear Sir,\r\nRevised P&ID uploaded for approval','911','Dear Amith , \r\nAs discussed ,the following are modifications in P&IDs\r\nA. MEE & ATFD:\r\n\r\n1. Pl remove the constant steam  loop after PRS  ( because we are proposing to installing the PRS with PID Controller , accuracy +/- 0.1 bar , near MEE ) \r\n2.we are propose to install the steam flow meters  85 to 1350 kg/hr @ 8 Bar pressure, 40 NB size  at Theromo compressor , ATFD-1, ATFD-2 \r\n3.As per P&ID , In Acetic Acid Distillate line - After D-102 , MTR-501 Pipe line IN TC scope only \r\n4.MEE : Seal cooling water ( sheet 2 of 3) header line in the scope of TC only \r\n5. MEE Seal cooling : No requirment of Duplex filter with 40 mesh filter , we will provide portable water/ RO permeate water  to your skid\r\n6. Pl add your scope to CIP systems & Instruments of GIL scope ( Pl submit the quotes )\r\n\r\nB. Acetic Acid ATFD\r\n7. Pl add your scope to CIP system , our scope of lines & Instruments ( pl submit the quotes )\r\n8.Seal cooling : Clean water lines TC scope only \r\n9. CIP: 15 -CWS-535-CS in TC scope only .','994','2014-04-08',0),(4106,4104,499,'2014-03-30','Dear sir,\r\n1) After finalizing the vapor nozzel size to 100 NB as per your previous approval there is increase in 1st section height.\r\n\r\n2) Morever depending on the concentrate nozzel size the height of bottom cone will also increase or decrease after your confirmation.','911','Feed nozzle seems to be ok,\r\nthe vapor nozzle should be sufficient to remove the vapor evolve & create a negative draft of some 250 mmwc at the vapor duct.','1019','2014-03-31',0),(4107,0,497,'2014-04-01','Dear Sir,\r\n\r\n13-88 final Layout required.','911','Layout uploaded. Please check and confirm','815','2014-04-02',0),(4108,0,499,'2014-04-06','Dear Mr. Sandeep \r\nAs per our telephonic discussion lifting lugs for each section can be provided. \r\nAlso confirm us the concentrate nozzel size which is n hold.\r\nThe Equipment weight inclufing the motor is already mention in the drawing.','911','please let me know the weight of the equipment including the motor.\r\nRajesh','1019','2014-04-03',0),(4109,0,484,'2014-04-03','We have uploaded Revised 2D Layout and P & ID for approval.','971','','','0000-00-00',0),(4110,4094,498,'2014-04-08','Dear Sir,\r\nRevised drawing uploaded for approval. please confirm the Nozzel orentation & also base plate heights.','911','Nozzle orientation for FFE\r\nN4  at 130 deg C\r\nN5 at 300 Deg C\r\nN3 at 315 Deg C. Please forward the revised drawings at the earliest.','1017','2014-04-04',0),(4111,0,497,'0000-00-00','','','Electrical panel Comments uploaded.Please check and if any doubts, please come back.','815','2014-04-07',0),(4112,0,472,'2014-04-08','Dear Sir,\r\nRevised layout (rev-5) uploaded please confirm. ','911','Dear Amith ,\r\nas discussed , Pl add the Clean water / raw water line -40 NB   & steam line -100 NB   in your layout ','994','2014-04-08',0),(4113,0,497,'2014-04-08','Dear Sir,\r\n           Electrical & Instrumentation Control panel GA drawing and Eleectrical drwaing uploaded for approval .\r\n','838','Control drawing are ok.\r\n\r\nIn GA Drg , Cable chamber to be considered in between  vertical feeders section. Instead of  extreme right.\r\n\r\nSwitchgear make must be either Schneider / ABB. \r\n\r\nManual LOTO provision required for each feeder.\r\n','815','2014-04-15',0),(4114,0,498,'2014-04-09','Dear Sir, we have uploaded P&ID for approval please confirm.','911','Nozzle orientation for both the equipments area OK.lug height of FFE is OK. Lug height of separator is to be designed to match the requirement to connect the FFE.','1017','2014-04-09',0),(4115,0,458,'2014-04-13','Dear Sir, we have uploaded GA of SPDU distillate tank. Please check and give approval ASAP.','971','','','0000-00-00',0),(4116,0,499,'2014-04-15','Dear Mr.Rajesh \r\nwe will be providing Lifting lugs for each section. Also confirm us the Bottom nozzel size urgently.','911','Dear Sandeep Naidu sir,\r\nI think we had cleared all the querries so we can give a go ahead or approve the GA drawing,\r\nDear Mr Amit,\r\nI think you have agreed to attach supports to each section as suggested by Naidu sir.\r\nRegards,\r\n\r\nRajesh','1019','2014-04-15',0),(4117,0,449,'0000-00-00','','','Dear Sir,\r\nwe received total equipment waiting for errection fabricator please give details of fabricator,','959','2014-04-15',0),(4118,0,497,'2014-04-16','Dear Sir, we have uploaded 13-88 P&ID For Approval please confirm','911','Approved MCC panel drawing uploaded.Please send instrumentation panel drawing for approval. Tomorrow I will send approved P&ID.','1016','2014-04-17',0),(4119,0,499,'2014-04-16','Dear Sir,\r\n\r\nRevised GA drawing with attaching lifting lugs for each section is uploaded please approve and confirm the nozzel size urgently','911','Dear Amit, \r\nPl confirm- \r\n1. to provide Nozzle N6D of 50NB ( for Cooling Water Outlet from 4th Zone), \r\n2.Nozzles below 40NB with stiffners, \r\n3. Nozzles above 80NB with Pad Plate\r\n4. Dowelling arrangement for quick fixing and alignment of flange joints.\r\nAfter you ensure these suggestion, you can go ahead with finalization of drawing. Best Rgds,,, Sandeep Naidu','1018','2014-04-17',0),(4120,0,499,'2014-04-17','Dear Sir,\r\n1) N6D will be given 50NB.2)no requirment of stiffener for nozzel below 40NB. 3. Nozzel above 80 NB is already provided with Pad plate.4) Dowelling arrengment is not provided insted there are marking provided on flang joint for quick fixing..** please confirm us the bottom nozzel size.','911','Dear Amit - As informed, ATFD Bottom dia would be 1280mm. From ATFD Bottom discharge, we will split the product in 2 streams / Needlers. Each Needler is having dai of 490mm.\r\nBest Rgds,,,  Sandeep Naidu','1018','2014-04-18',0),(4121,0,497,'2014-04-17',' Dear Sir,\r\n           TFS 13-88 Instrument control panel GA drawing has been uploaded  for approval , even it was already uploaded on 8 April 2014 .','838','Approved P&ID uploaded with comments','1016','2014-04-28',0),(4122,0,472,'2014-04-18','13-85-2D layout Rev 6 As per 3D model uploaded.','911','Dear Amith , As discussed earlier equipment &  Pumps  Electrical Load  not updated in REv-06 layout , \r\nkindly update the same. ','994','2014-04-18',0),(4123,0,499,'2014-04-18','Dear Sir,\r\n14-21 ATFD REV-2  GA Drawing Uploaded. Please confirm the Bottom nozzel size.','911','Except bottom cone rest everything is ok so you can go ahead for fabrocation, in the mean time we will inform you for the bottom cone.\r\nRajesh Chettiyar','1019','2014-04-18',0),(4124,0,500,'2014-04-21','Dear Sir,\r\n        For job no. TFS 14-25  Instrument control panel GA drawing has been uploaded for approval . ','838','','','0000-00-00',0),(4125,0,472,'2014-04-27','13-85-2D REV 7 ELECTRICAL LOAD ADDED AS PER REQUIRMENT.','911','','','0000-00-00',0),(4126,0,498,'2014-04-28','Dear sir\r\nAs per our discussion please give me nozzel orentation of Hot water inlet nozzel (N7).','911','Dear Sir, Nozzle N7 should be at 130 Deg C. and nozzle size should be 40NB.\r\nAlso as per the discussion we had with Mr.Gaurav, please forward the details specification/capacity of condenser, receivers, tanks, pump and all accesories immediatelty.','1017','2014-04-30',0),(4127,0,472,'2014-04-28','Revised P&ID rev 2 uploaded.','911','Dear amith , \r\npl send the drawings in AUTO CAD Format ','994','2014-04-28',0),(4128,0,500,'2014-04-30','Dear sir,\r\n14-25-2D layout uploaded for Approval','911','','','0000-00-00',0),(4129,0,472,'2014-05-02','Dear Sir,\r\n\r\nWe have uploaded the BO Spec for referance.','911','','','0000-00-00',0),(4130,0,500,'2014-05-04','Dear sir,\r\n\r\n14-25-P&ID uploaded for approval.','911','','','0000-00-00',0),(4131,0,497,'0000-00-00','','','Instrument control panel approved.\r\nSigned copy tomorrow I will upload in this site','1016','2014-05-06',0),(4132,0,497,'2014-05-07','Dear sir,\r\n13-88 P&ID rev 1 uploaded .','911','','','0000-00-00',0),(4133,0,458,'2014-05-07','Revised P&ID for referance uploaded','911','','','0000-00-00',0),(4134,0,504,'2014-05-08','Dear Sir,\r\n\r\nWe have uploaded the GA Drawing of ATFD Setup for Approval.','911','','','0000-00-00',0),(4135,0,472,'2014-05-12','Dear Sir,\r\nWe have Uploaded seam header  Control Valve spec. for referance','911','','','0000-00-00',0),(4136,0,501,'2014-05-12','Dear Sir,\r\nWe have uploaded 14-35 GA drawings for approval.','911','we have checked all aspects of GA drawing.it is okay. some changes need.\r\n1.Gland packing to be replaced with Mechanical seal 2. VFD to be provide. 3.Rotor  speed RPM 40-80 but if possible then it can increase 40 to 120.  ','1021','2014-05-21',0),(4137,0,497,'2014-05-13','Dear sir,\r\n\r\nRevised drawing of condenser uploaded for approval','911','','','0000-00-00',0),(4138,0,482,'2014-05-15','Dear Sir,\r\n\r\n13-114-P&ID- REV 2 uploaded as per your requirment. ','911','','','0000-00-00',0),(4139,0,504,'2014-05-15','Dear Sir,\r\n\r\n14-32 Case I P&ID for Referance.','911','','','0000-00-00',0),(4140,0,504,'2014-05-15','Dear Sir, \r\n2D layout for SUV setup uploaded for approval.','911','','','0000-00-00',0),(4141,0,500,'2014-05-15','Dear sir,\r\n14-25-2D Rev 1 uploaded as per requirment.','911','','','0000-00-00',0),(4142,0,506,'2014-05-16','Dear Sir, We have uploaded Hydrogenation P & ID for review.','971','Thanks. The recent upload has an extension & application is not recognized. \r\n506-1400476584.7z\r\nG.Raman','1010','2014-05-19',0),(4143,0,504,'2014-05-18','Dear Sir, 14-32 Case II P&ID uploaded for Referance.','911','','','0000-00-00',0),(4144,0,501,'2014-05-18','LLE setup P&Id uploaded for refercnce','911','LEE set up and P & id is okay. ','1021','2014-05-21',0),(4145,0,497,'0000-00-00','','','Please send blower details for approval','1016','2014-05-19',0),(4146,0,501,'0000-00-00','','','1.Gland packing to be replaced with Mechanical seal 2. VFD to be provide. 3.Rotor speed RPM 40-80 but if possible then it can increase 40 to 120.','1021','2014-05-21',0),(4147,0,497,'0000-00-00','','','P&ID Approved. Please consider double mechanical for the feed pumps. Earlier consider seals only. Steam control valve size also 50NB Only.','1016','2014-05-21',0),(4148,0,497,'2014-05-22','Dear sir\r\nAs per your requirment we have uploaded the Centrifugal Blower dawing for referance','911','','','0000-00-00',0),(4149,0,507,'2014-05-29','Dear Sir,\r\n14-46-GA drawing for ATFD-V uploaded for your referance.','911','','','0000-00-00',0),(4150,0,482,'2014-06-04','Dear Sir,\r\nSeparate P&ID for seach setup uploaded as per your requirment','911','','','0000-00-00',0),(4151,0,509,'2014-06-04','Base plan and load details uploaded,so, plz crosscheck.','1007','We need to start civil design and site work pl submit load details earliest','1032','2014-06-04',0),(4152,0,509,'2014-07-03','Dear Sir,Base plan Rev.01 uploaded.\r\nBase plan revised as per change in final 2D-layout.','1007','Received - we will study and revert back for any querry\r\n','1032','2014-06-04',0),(4153,0,509,'0000-00-00','','','I need to add 2 more users pl. advise how to add them','1032','2014-06-04',0),(4154,0,497,'0000-00-00','','','Please send dispacth date for the ATFD','1016','2014-06-05',0),(4155,0,497,'0000-00-00','','','Please send delivery date of the ATFD','1016','2014-06-05',0),(4156,0,504,'2014-06-08','Dear sir\r\n\r\n14-32-05 GA(4000 LTR powder receiver) drawing for approval','911','','','0000-00-00',0),(4157,0,509,'0000-00-00','','','Pl. submit us Project schedule indicating mile stones','1032','2014-06-09',0),(4158,0,511,'2014-06-15','Dear Sir ,\r\n       Can you please send the technical specification  of Flow Transmitters , Pressure Transmitters as per as the  Electrical wiring are concern .   For Temperature we have considered  \r\n3 Wire PT -100 (RTD\'s )  as a input for PLC  ','838','Mr. Manish, \r\nPlease review the corialis meter for feed flow and let us know whether this suitable.\r\n\r\nTricor corilais meter. Vendor quote is uploaded.\r\nThanks\r\nG.Raman','1010','2014-07-25',0),(4159,0,511,'2014-06-17','Dear Sir ,\r\n          Instrument / PLC panel G.A drawing uploaded for your approval .','838','','','0000-00-00',0),(4160,0,508,'2014-06-18','Dear Sir,\r\n\r\n14-50 P&ID uploaded for reference.','911','it is ok.','605','2014-06-26',0),(4161,0,508,'2014-06-19','Dear Sir\r\n14-50-GA  drawings of ATFE setup uploaded please confirm the nozzle orientation.','911','1.GA of condenser shows N3 as 400 mm and notes indicates it as 500 mm.\r\n2.GA of condenser shows N4 as 300 and notes indicates it as 200 mm.\r\n3.we suggest to keep out let of double coil cold trap to vaccum should be of 100 NB instead of 80 NB.','605','2014-06-22',0),(4162,0,472,'2014-06-20','13-85-2D layout rev 9 uploaded for referance','911','','','0000-00-00',0),(4163,4161,508,'2014-06-22','1. Nozzle N3 is 500 NB only the 400 mm is the distance of nozzle center from body flange.\r\n2.Nozzle N4 is 200 NB only the 300 mm is the distance of nozzle center from body flange.\r\n3. I will check and come back to you for this point.','911','everything is ok except condenser and double coil cold trap.so pl go ahead accordingly.','605','2014-06-26',0),(4164,0,505,'2014-06-24','Dear Sir,\r\nLab SPDU and lab ATFD Layout uploaded for reference.','911','Layout is Ok','1029','2014-07-28',0),(4165,0,503,'2014-06-25','Dear Sir,\r\n\r\n14-36-2d layout uploaded for Approval','911','2D & 3D layouts are approved for execution. The details like utility direction, location of tanks & panels with site plan shall be forwarded to you by 1st July 14.','1024','2014-06-26',0),(4166,0,505,'2014-06-25','Dear Sir,\r\n\r\n2D layout for ACE setup uploaded for referance','911','Lay out is ok.','1029','2014-07-28',0),(4167,0,511,'2014-06-27','Dear Sir, Kindly send us the ranges of the instruments mentioned in control philosophy.\r\n','971','','','0000-00-00',0),(4168,0,508,'2014-06-29','Dear Sir,\r\n\r\n14-50-PID uploaded by adding PID for Double coil cold trap details.','911','as was discussed,PID is ok,but send us the new modified GA drg for condenser and double coil cold trap.','605','2014-07-11',0),(4169,0,505,'2014-06-30','Dear Sir,\r\n14-43-PID uploaded for your referance','911','P & ID reviewed. \r\nSpecifications / details required for items which are in IPCA\'s scope.','1029','2014-07-28',0),(4170,0,513,'2014-06-30','Dear Sir,\r\n\r\n14-57 ATFD & Powder receiver GA uploaded for reference.','911','','','0000-00-00',0),(4171,0,509,'2014-07-01','Dear Sir ,\r\n             TFS 14-29  ATFD System , MCC & Instrumentation Control Panel GA drawing  uploaded for approval.','838','thanx  for submission, we will check and revert soon\r\n','1031','2014-07-03',0),(4172,0,511,'2014-07-02','Dear Sir ,\r\n            For Job no. TFS 14-51  PLC panel Electrical Drawing uploaded for your reference .','838','','','0000-00-00',0),(4173,0,509,'0000-00-00','','','We need Orientation plan - mark with base plate - details \r\n','1032','2014-07-03',0),(4174,0,509,'2014-07-03','Dear Sir,\r\n\r\nuploaded 14-29 2D layout for approval. ','911','','','0000-00-00',0),(4175,0,503,'2014-07-06','Dear Sir,\r\n14-36-P&ID Rev-0  (Stripper MEE & ATFD process & Utility) uploaded for approval.','911','Following instruments are missing in the P&Idrawing\r\n\r\n1.Online PH meter in the MEE feed line\r\n2.Magnetic Flow transmitter in ATFD distillate line.\r\n3.Constant steam pressure control loop on stripper, MEE & ATFD steam\r\nline individually (3 nos.) consisting of steam pressure transmitter and\r\ncontrol valve(Provided in loose).\r\nPlease provide revised drawing for approval after incorporating above mentioned instruments.\r\n\r\n','1024','2014-07-15',0),(4176,0,513,'2014-07-08','Dear Sir,\r\n14-57-2D layout and 14-57-P&ID uploaded for referance','911','','','0000-00-00',0),(4177,0,503,'2014-07-10','Dear Sir ,\r\n        For Job no. TFS 14-36  Electrical & Instrumentation control panel G.A. drawing  has been uploaded for approval .   ','838','Below changes need to be done in panel :\r\n\r\nProvision of 32A /63A SFU ( switch fuse unit )instead of MPCB \r\nSuitable over load relay for every contactor with individual control fuse for each feeder.\r\nTop cable entry for panel  \r\n\r\n','1024','2014-07-15',0),(4178,0,511,'2014-07-10','Dear Sir ,\r\n          TFS 14-51 Instrument panel Electrical drawing has been uploaded for your reference .','838','','','0000-00-00',0),(4179,0,484,'2014-07-14','Dear Sir,we have uploaded Base Plan Rev.01 & Base Plate Reactions,As Per Change in 2D-Layout.Change In Base Plate Reactions will Be Applicable For Column No. L20,L21,L22,L23 only.','1007','','','0000-00-00',0),(4180,4175,503,'2014-07-16','Dear Mam\r\n1. PH meter (PHM-101) is shown on CPU-105 Discharge Line.\r\n2. 3 control valves and 3 pressure transmitter for steam line will be dispatched loose.\r\n3. MFT on ATFD distillate line is not in technoforce scope . It will be shown in P&ID as per your requirement but is sequent scope.','911','Verified. OK.','1024','2014-07-22',0),(4181,0,503,'2014-07-18','Dear Sir ,\r\n           Job no. TFS 14-36 Electrical & Instrument control panel GA drawing and SLD has been uploaded for approval .\r\n','838','OK. Pl proceed with the fabrication','1024','2014-07-28',0),(4182,0,517,'2014-08-21','Dear Sir ,\r\n   For Job no. TFS 14-66 , SPDU System Electrical & Instrument Control Panel GA drawing  has been uploaded For approval','838','Pls. provide:\r\n1. Piping details\r\n2. Electrical cable details\r\n3. Thermic fluid details.','1043','2014-07-19',0),(4183,0,515,'2014-07-21','Dear Sir\r\n14-63 GA drawings uploaded. Please confirm the nozzle  orientation for Scrubber and condenser','911','','','0000-00-00',0),(4184,0,515,'2014-07-21','14-63-P&ID for referance','911','','','0000-00-00',0),(4185,0,514,'2014-07-25','Dear Sir,\r\n\r\n14-60 2D layout and P&ID uploaded please confirm','911','','','0000-00-00',0),(4186,0,515,'2014-07-25','Dear Sir,\r\nBought out specification  for Feed pump, Control valves, steam pressure transmitter, magnetic flow meter uploaded for reference.','911','','','0000-00-00',0),(4187,0,516,'2014-07-25','Dear Sir\r\n\r\nPlease send us the plant layout indicating following details.\r\n1)Skid locations of ATFE & SPDU setup.\r\n2)Feed tank location for ATFE & SPDU Setup.\r\n3)Distillate tank for ATFE & SPDU setup\r\n4)Concentrate tank for SPDU setup.\r\n5) Control room location.\r\n','911','','','0000-00-00',0),(4188,0,505,'2014-07-28','Dear Sir,All electricals and instruments is in IPCA\'s scope. All starters, push button, interlocks, instruments etc  are in IPCA scope. ','271','Scope of supply pertaining to the Electrical and Control Panel directly related to the equipment.  It seems, the starters, push buttons, interlocks, direct instruments attached to the equipment are in Technoforce\'s  scope.  Please clarify.','1029','2014-07-28',0),(4189,0,509,'2014-07-30','Dear Sir,\r\n\r\n14-29-P&ID Rev-0 uploaded for approval','911','','','0000-00-00',0),(4190,0,499,'0000-00-00','','','Dear Techno force, pl let me know the date of our inspection','1019','2014-08-03',0),(4191,0,472,'0000-00-00','','','Dear Amith ,\r\nplease send the 3D drawings of MEE & ATFds','994','2014-08-05',0),(4192,0,499,'2014-08-05','Dear Sir,\r\nAs per your requirement 15 NB nozzle for gas sparging added please confirm. ','911','Its is ok from my side, kindly proceed further, also let us know the dates of external inspection.The nozzle is for Ammonia Gas & not Nitrogen gas.\r\nRajesh S Chettiyar','1019','2014-08-06',0),(4193,0,511,'2014-08-11','Dear Sir ,\r\n               For Job no. TFS 14-51 , SPDU , Cold Trap System SCADA Screen has been uploaded for your reference .','838','','','0000-00-00',0),(4194,0,503,'2014-08-17','Dear mam,\r\n14-36 CIP and Seal cooling P&ID uploaded for approval please confirm.','911','OK. Pl proceed with the fabrication','1024','2014-08-20',0),(4195,0,511,'2014-08-19','Dear Sir ,\r\n For Job no. TFS 14-51 , SPDU , Cold Trap System modified SCADA Screen has been uploaded for your reference ','838','','','0000-00-00',0),(4196,0,515,'2014-08-20','Dear Sir,\r\nplease see uploaded P&ID rev 1. feed piping loop shown for referance','911','','','0000-00-00',0),(4197,0,511,'2014-08-21','Dear Sir ,\r\n  Job no.  TFS 14-51 , SPDU , Cold Trap System modified SCADA Screen has been uploaded for your reference ','838','','','0000-00-00',0),(4198,0,517,'0000-00-00','','','Pls. provide: 1. Piping details 2. Electrical cable details 3. Thermic fluid details.\r\nReminder given to Technoforce over phones and mail also.','1043','2014-08-21',0),(4199,0,506,'2014-08-25',' Dear Sir, We have uploaded revised Hydrogenation P & ID for review. ','1044','','','0000-00-00',0),(4200,0,514,'2014-09-10','Dear Sir\r\nwe have updated the 2D layout, with this you can use the existing staircase. the positions of pump and blower (PU-201 and CBL-101 ) need not to change.','1044','','','0000-00-00',0),(4201,0,509,'2014-09-13','Dear Sir,\r\n      For Job no. TFS 14-29 Cable Schedule  has been  uploaded for your reference .','838','','','0000-00-00',0),(4202,0,505,'0000-00-00','','','ON 28th July i had posted excel sheet for  specifications required from Technoforce for the items which are in IPCA\'s scope & needs to be ordered.Yet i have not received thse details.Kindly provide the details on urgent basis.','1029','2014-09-26',0),(4203,0,505,'0000-00-00','','','Kindly confirm date for FAT for all three equipments.','1029','2014-09-26',0),(4204,0,484,'2014-10-05','Dear Sir,\r\n For Job no. TFS 13-109 Cable Schedule has been uploaded for your reference ','838','','','0000-00-00',0),(4205,0,518,'2014-10-05','Dear Sir,\r\nAs per our discussion in meeting, we have uploaded 2D layout for your approval.\r\nPlease confirm the same.','1044','','','0000-00-00',0),(4206,0,516,'2014-10-18','Dear Sir ,\r\n            For Job no. TFS 14-59  ATFE + SPDU system  Electrical & Instrument control panel GA drawing uploaded for approval','838','','','0000-00-00',0),(4207,0,521,'2014-11-10','Dear Sir,\r\n\r\nWe have require distillate and concentrate receiver drawing for 2D layout. \r\nSo please send the distillate and concentrate receiver drawing. ','1049','Why SPD skid drawing not submitted so far?','1045','2014-10-30',0),(4208,0,521,'2014-11-13','Dear Sir,\r\n\r\nWe have upload the 2D layout on TECHNOFORCE Webserver  for approval.','1049','Why progress from your side is not seen in Schedule tab?\r\n','1045','2014-10-30',0),(4209,0,514,'2014-10-31','R/Sir,\r\nWe have been updated the Base Plan,due to change in the Column section size ISHB 200 instead of ISHB 150.','1007','','','0000-00-00',0),(4210,0,525,'2014-11-07','We have require  the following details for our process calculation.:-\r\n1.Melting point of Distillate\r\n\r\n2.Location of Storage Tank for SPDU concentrate and SPDU distillate from the skid.\r\n\r\n3.Approximate Viscosities of SPDU distillate and SPDU concentrate.\r\n\r\n4.Wind Speed, Seismic Zone & Snow load at site.\r\n\r\n5.Compressed air pressure \r\n','1049','1)M.P. of distillate is 30 Deg. Centigrade\r\n2)Layout was given to your sales team The distance from the Boundry of the unit will not be more than 6-8 meters.\r\n3) Residue: 500cps @25`C and 25 cps @ 200`C  .The viscocity of distillate will be 40cps @ 25 `C.\r\n4) As the installation is indoors this factors may not be very relevent.\r\n5) Compressed air will be available at 4-5 Kg/Cm2','1055','2014-11-08',1),(4211,0,525,'2014-11-11','Dear Sir,\r\n\r\nPlease confirm the  temperature of cool distillate  before it goes to the storage tank.','1049','As we need to finallize the lay out of the full plant we require following information from your side \r\nDimensions of the skid out side to outside including the height,if sub skids are there their dimensions and over all dimension.\r\nPlease note that Distillate will be coming out at 180-200`C and needs to be cooled before it goes to the storage tank','1055','2014-11-08',0),(4212,0,518,'2014-11-11','Dear Sir,\r\n\r\nPlease find enclosed  the 3D model on E-Courier Download.\r\n\r\nTo view the file, you will have to install the free viewer from the following link:\r\n\r\n\r\nhttp://www.autodesk.com/products/navisworks/autodesk-navisworks-freedom\r\n\r\n\r\n','1049','','','0000-00-00',0),(4213,4211,525,'2014-12-03','Dear Sir,\r\n\r\n','1049','The temperature of Distillate (bottom product) required to be cooled to 60`C before it goes to the intermediate storage tank.','1055','2014-11-12',0),(4214,0,516,'2014-11-14','Dear Sir ,\r\n           Electrical and Instrument Control Panel GA drawing has been uploaded for approval .','838','','','0000-00-00',0),(4215,0,525,'0000-00-00','','','Refer to the priliminary 2-D lay-out :please note that our GRID is 5Mx5M centre to centre and hence clear distance available may not be more than 4.6M max and hence your skid outside dimension should not exceed 4.6 M please take care and try and reduce the dimension of 5000mm to around 4500-4600mm.In equipment list two heat exchangers are listed with the same TAG and inthe lay out only one Heat Exchanger is shown.We are discussing about one more Heat Exchanger for bottom product(residue) which will also be required to include in the Lay-out.I will revert back if there are more comments after going through the lay out in detail. ','1055','2014-11-17',0),(4216,4211,525,'0000-00-00','','','Sorry I have been writing distillate but in actuallity it is residue which needs to be cooled up to 60`C','1055','2014-11-17',0),(4217,0,521,'2014-11-17','Dear Sir,\r\n\r\nWe are waiting for your approval on 2D layout.','1049','Approved','1045','2014-11-17',0),(4218,0,525,'2014-12-03','The  items  are LVP-101,PHE-101,S-101  at level  200 mm  and PHE-102 at level 2390 mm in 2D layout.\r\nWe are provided the staircase to modules so not necessary to match level  5000 mm.\r\n','1049','In topic ID no 1 the viscosity of distillate should read as 40centiPoise at 30deg C','1054','2014-11-24',0),(4219,0,525,'0000-00-00','','','We are awaiting the preform a invoice including the cooler for cooling the bottoms (residue) from 200 deg C to 60deg C after which it can be pumped into the storage tank which will be provided by us. Please also send us the PID including this cooler','1054','2014-11-24',0),(4220,0,525,'0000-00-00','','','We are awaiting the preform a invoice including the cooler for cooling the bottoms (residue) from 200 deg C to 60deg C after which it can be pumped into the storage tank which will be provided by us. Please also send us the PID including this cooler','1054','2014-11-25',0),(4221,0,525,'0000-00-00','','','comments on R1 of the lay out :dimensionally it is ok. however please note that the lay out does not include following items as per the attached equipment list. The items missing are LVP 101,PHE101,PHE102,s-101 and PHE for bottoms cooling.please do the needful.Staircase level is showen at 4780mm,is it possible to match it to 5000mm our floor level?','1055','2014-11-27',0),(4222,4218,525,'0000-00-00','','','Noted, However still the issue of additional Heat Ex. for cooling bottem product needs to be accomodated in the lay out.The idea of matching the level with our existing floor level is to also access the plant from our existing plant floor level and difference is only 4780 mm Vs 5000 mm,if it can be accomodated.We are still awaiting the proforma invoice. ','1055','2014-12-03',0),(4223,4218,525,'0000-00-00','','','O.K. noted,however the additional heat exchanger for cooling bottom product still remains.As our plant El. is 5000mm and your el. is 4780mm to provide direct access from main plant to SPDU if both levels are matching it will be preferable. We are still awaiting the proforma invoice.','1055','2014-12-03',0),(4224,0,525,'0000-00-00','','','Please note that we have to initiate the enquiry for chilling system and for that we need the information regarding the total load,inlet and outlet temprature required and the pumpflow rate of the unit. Please arrange to forward the same at the earliest.','1055','2014-12-08',0),(4225,0,521,'0000-00-00','','','When is FAT and we need this eqipment early.','1045','2014-12-08',0),(4226,0,529,'2014-12-19','Dear Sir,\r\n\r\nGood Morning !\r\n\r\n\r\nPlease provide the following data for process calculation :- \r\n\r\n1.ATFE Feed (L-238 + Toluene mixture & Arch-11 + Toluene mixture) Physical Properties ( viz. density, viscosity, etc) at 30 deg C.\r\n\r\n2.ATFE Concentrate (L-238 & Arch-11) Physical Properties ( viz. density, viscosity, etc) at 140 deg C.\r\n\r\n3.Location of Feed Tank, AFTE Concentrate storage Tanks from the skid.\r\n\r\n4.Wind velocity at the site.\r\n\r\n5.Seismic Zone.\r\n\r\n\r\nWith Regards,\r\nKushal Kadam\r\nProject Engineer\r\n(9371537526)','1049','','','0000-00-00',0),(4227,0,525,'0000-00-00','','','The initial comments on main P&ID\r\n1.Total control logic of the ‘SPDU’ supplying with interlocking system to be provide for the review. In this following are suggestion need to be check for the incorporation as per the process required\r\na.Unless Hot oil circulation for the Z102 unit is on Feed pumpGPU101 should not start.\r\nb.In SPDU-1 unit for the distillate water collection tank provide 2 no. of alarm ‘H’ and ‘HH’ for the level for operational action to be taken.\r\nc.In Z-101 unit in vacuum catch pot unless brine circulation start Feed pump to  Unit GPU-102 should not start.\r\n2.Sampling arrangement to be provide on the pump discharge of GPU-102,103  with double valve arrangement system\r\n3We have already supplied you with our building Plan, please confirm the height provided above is sufficient for removal of SPDU agitator . This is to make sure the availability of space.\r\n5.Elevation showing in the drawing is 4.78mt where as VCPPL height is 5.0 mts. ‘TF’ to increase the height as 5.0 mt to match the floor height.\r\n6.Are the  gear pumps provided of same specification? What is the make and capacity? Is their any need of spares\' requirement\r\n7. provision in the condensate drain vessels to either have a bigger nozzel or have conical bottom for ease of oily condensate draining\r\n8.What are the interlocks provided in the system for filure of POWER,Failure of hot oil and chilled brine system etc.\r\n9. The hot oil system will be designed for temperature of 250`C and not 280`C as indicated\r\n10. How important or critical is hot water temprature?\r\n11.What is the pump internal circulation arrangment showen for each of the gear pump is not very clear,Gear pumps are normally having PRV either going back to suction or back to the tank.\r\n12.We have been writing for quite some time to provide Heat exchanger in the outlet line of SPDU concentrate but no reply,we also want two valves to go seperately to two different tanks.','1055','2014-12-19',0),(4228,0,529,'2014-12-23','Dear Sir,\r\n\r\nGood Evening\r\n\r\nPlease mark the nozzle orientation and give approval on the  GA drawings of equipment.\r\n\r\nWe will send the ATFE (14-109-03) GA on tomorrow. \r\n\r\nFor any clarification contact with us.\r\n\r\nKushal Kadam\r\nProject Engineer','1049','','','0000-00-00',0),(4229,0,516,'2015-01-01','Dear Sir ,\r\n  ATFE & SPDU setup  Control  Panel  Mounting frame Layout  uploaded for your reference .','838','','','0000-00-00',0),(4230,0,531,'0000-00-00','','','Test 8-Jan-15','1067','2015-01-08',0),(4231,0,531,'0000-00-00','','','Test ','1067','2015-01-08',0),(4232,0,527,'2015-01-12','Dear Sir,\r\n\r\nWe have upload the GA for your approval.\r\n\r\nPlease approve the GA drawings before  18/01/2015.\r\n\r\nWith Regards,\r\nKushal Kadam\r\nProject Engineer\r\nMob No- 9371537526 ','1049','','','0000-00-00',0),(4233,0,532,'0000-00-00','','','Dear Sir,\r\nPlease send us GA drawings of ATFD','1070','2015-01-22',0),(4234,0,532,'0000-00-00','','','And also send us the technical specifications of ATFD including its components and required accessories.','1070','2015-01-17',0),(4235,0,528,'0000-00-00','','','Motor details\r\nWe have asked for details of all motor in your scope and list of motors which will be running through VFD.\r\nKindly submit the same as soon as ppossible.','1059','2015-01-19',0),(4236,0,528,'0000-00-00','','','Motor details','1059','2015-01-19',0),(4237,0,528,'0000-00-00','','','Project Schedule\r\n\r\ndear Support we tried to open the schedule of the project but it opens error message page.\r\nIf you have not sent it then please update the same. We would like to review it every 15 days. It has been almost 1 month since PO is placed.','1059','2015-01-19',0),(4238,0,528,'0000-00-00','','','Blower Specification :\r\nDear Team,\r\nAs agreed in kick-off meeting please send us specification for blowers for ATFD.\r\nWe will have to order it in next 2-3 weeks to ensure timely delivery.\r\nThanks & Regards,\r\nNikunj R Patel','1059','2015-01-19',0),(4239,0,528,'0000-00-00','','','Operation manual:\r\n\r\nDear team,\r\n\r\nWe have asking operating manual for reference to prepare HAZOP nodes since kick-off meeting.\r\n\r\nKinldy send us the same. This is delaying our many activities here.\r\n\r\nThanks & Regards,\r\n\r\nNikunj R Patel','1059','2015-01-19',0),(4240,0,529,'2015-02-02','Dear Rushraj,\r\n\r\nWe have upload the approved GA of ATFE  with reference to MoM dated 28-01-2015.\r\n\r\nWith Regards,\r\nKushal','1049','','','0000-00-00',0),(4241,0,525,'2015-02-03','Dear Sir ,\r\n             For SPDU system Combined  MCC and Instrument control Panel G.A drawing Has been Uploaded for approval            ','838','','','0000-00-00',0),(4242,4241,525,'0000-00-00','','','Dear Sir,\r\nThe GA drawing submitted is very difficult to read due to its size.The words get blurred on higher scale.My initial comment is ,as we are having Electrical,VFD and Instrument panel in one Heat generated will effect the functioning of VFD if sufficient air circulation and ventillation is not provided.I feel a single 6\" fan may not be sufficient.I will give further comments once readable drawing is available. ','1055','2015-02-06',0),(4243,0,525,'2015-02-06','Dear Sir , For SPDU system Combined MCC and Instrument control Panel G.A drawing Has been Uploaded for approval  ( In Auto Cad Format  ) ','838','','','0000-00-00',0),(4244,0,528,'2015-02-06','Dear Nkunj,\r\n\r\nWe have checked 2D layout and its OK.\r\n\r\nNow submit the equipment GA drawings before date 11/02/2015.\r\n\r\nWith Regards,\r\nKushal','1049','','','0000-00-00',0),(4245,0,527,'2015-02-06','Dear Sir,\r\nWith respect to kick off meeting MOM, please see following :\r\nATFE rotor Assembly total weight is 1850 Kg.\r\nBreak up as Rotor assembly of 820 kg & top assembly with motor & gear box is 1030 kg.','1063','','','0000-00-00',0),(4246,0,525,'2015-02-10','Dear Sir , For SPDU system Combined MCC and Instrument control Panel G.A drawing Has been Uploaded for approval ','838','','','0000-00-00',0),(4247,0,516,'2015-02-11','Dear Sir,\r\n\r\nDry Vacuum Pump base mounting updated in the Base plan.','1007','','','0000-00-00',0),(4248,0,525,'0000-00-00','','','Dear sir,\r\nPlease arrange to return a copy of the order after acceptance for our records .\r\nmanoj sheth','1055','2015-02-17',0),(4249,0,525,'0000-00-00','','','Dear sir,\r\nWe have to fix-up the height of the expansion tanks of the hot oil unit and for that we will require the height of inlet and out let points of the hot oil for SPDU as well as preheater. Please reply at the earliest.','1055','2015-02-25',0),(4250,0,529,'2015-02-26','Dear Sir,\r\n          Please note Flash Separtor OD is 150 mm & height is 800 mm','1063','','','0000-00-00',0),(4251,0,523,'2015-03-18','Dear Sir ,\r\n            SCADA Screens for ATFE and SPDU system  has been uploaded for your reference .','838','','','0000-00-00',0),(4252,0,534,'2015-03-21','Dear Sir,\r\n\r\nThis is regarding the project TFS-15-17 Double Effect Evaporator Unit for product concentration, we required some technical details for project execution, so please provide the following data for further calculations of system.\r\n\r\n\r\n1.Location of Distillate Tank from the skid.\r\n2.Wind Speed. \r\n3.Seismic Zone.\r\n4.Snow load (if applicable) at site.\r\n','1063','1. It is already shown Autocad drawing pls refer that.\r\n2. Avg in the year 7Km/Hr\r\n3.Zone - 4','1074','2015-03-23',0),(4253,0,536,'2015-04-15','Dear Sir, \r\n\r\n  we required some technical  as mention below :- \r\n\r\n 1.Physical properties (viz., Density, Viscosity, etc.) of:\r\na.Feed\r\nb.ATFE Concentrate (product) at 190 - 200 deg C which will be containing max. 0.1 % monochlorobenzene.\r\nc.Hot Oil at 220 deg C.\r\nd.Brine at -15 deg C.\r\n\r\n2.Any specific discharge rate required for ATFE Concentrate and Distillate pump.\r\n\r\n\r\nWith Regards,\r\nKushal \r\n99371537526','1049','','','0000-00-00',0),(4254,0,535,'2015-04-20','Dear Sir,\r\n\r\nWe have upload the GA drawings of LLE set up for your reference.','1049','','','0000-00-00',0),(4255,0,536,'2015-04-22','Dear Sir,\r\n\r\nWe have uploaded the GA drawings for your reference.\r\n\r\nWith Regards,\r\nKushal ','1049','','','0000-00-00',0),(4256,0,537,'2015-04-24','Dear Sir,\r\nPlease provide the following data for Bought out Ordering and Skid Design as per your requirement:\r\n1)Electrical supply Voltage & Frequency:\r\n2)Motor efficiency:\r\n3)Wind load, Seismic load & Snow Load applicable at site:\r\n4)What is composition of Water & NMP after RO system? (Required for distillation column design)\r\n5)Electrical Items to be flameproof or Non-Flameproof?\r\n6)Electrical area classification for all electrical items:\r\n7)Location required of following tanks with respect to proposed location of Skid & Height required for Pump head:\r\n\r\nSr. No.	Item	Distance from Skid (mtr)	Height from Ground (mtr)\r\n 	 	 	 \r\n1	NMP Tank	 	 \r\n2	Water Tank	 	 \r\n3	Pure Paraffin Tank	 	 \r\n4	Soft Wax Tank	 	 \r\n5	RO System	 	 \r\n\r\nPlease confirm following points:\r\n1)All motors will be as per IEC Standard.\r\n2)All centrifugal pumps will be manufactured by ISO Standard.\r\n','1063','','','0000-00-00',0),(4257,0,534,'2015-05-04','Control Philosophy is uploaded for your approval on 04.05.2015 at 6:19 PM','1063','','','0000-00-00',0),(4258,0,540,'2015-09-21','Dear Sir, Quantity of Hot Oil required for 1) RFE (Item No. 03)- 160 lit\r\n2) ATFD (Item No. 13)- 50 lit\r\n ','1063','Dear Mr. Gaurav,\r\nPlease arrange to forward the final copy of quotation in nonPDF format so that order can be placed and advance released.','1055','2015-05-11',0),(4259,4258,540,'2015-09-23','Dear Sir, \r\nHot Oil Volume of system is :\r\n1) SPDU (Item No. 3) : 135 lit\r\n2) Preheater (Item No. 4) : 165 lit\r\n','1063','or arrange to forward the accepted copy of the LOI for accounts department to release the advance payment.','1055','2015-05-11',0),(4260,0,537,'2015-05-11','Please confirm following:\r\nAll flanges will be as per ANSI std.','1063','Negative. At our Location in Moerdijk we have DIN Standards.','810','2015-05-11',0),(4261,0,538,'2015-05-19','Please see below condenser details:\r\n\r\nSystem 1- DMF Concentration\r\nCondenser Area required for Water Condensation is 154 sq. m. (Tube ID Basis).\r\nCooling Water for condensation considered is IN/OUT  32/37 deg. c \r\n\r\nSystem 2- DMSO Concentration\r\nCondenser Area required for Water Condensation is 119 sq. m. (Tube ID Basis).\r\nCooling Water for condensation considered is IN/OUT  32/37 deg. c ','1063','RFE will be connected to existing system which has 50SQMT ( Cooling water 32 deg C ) and 30SQMT ( Chilled water 12 deg C) condensers. We would like to run RFE at reduced feed rates .Please indicate the feed rate at which the RFE can be operated? Tube OD of condenser is 19MM, Thickness is 15MM.','1077','2015-05-20',0),(4262,4260,537,'0000-00-00','','','Our Location in Moerdijk wants PN16 as pressure class.','810','2015-05-26',0),(4263,4256,537,'0000-00-00','','','We have carried out pilot scale RO experiments on the mixtures and have discovered that we easily can achieve 20 wt% NMP in distilled water as a feed to the distillation column; we have also achieved 30% but large pilot scale duration experiments will  give definite answer how the system behaves during duration trials and possible cleaning scenarios of the membranes to ensure a sustainable operation of the RO. We have unfortunately had some problems with the pilot unit for duration tests– it was converted from NF conditions (40 bar) to handle brackish water conditions (high pressure 80 bars) and switch to a higher pressure pump has given problems. Converting this system to higher pressures is necessary to handle high osmotic pressures that occur at high NMP concentrations.\r\nWe will if all goes well receive the plot unit in Schijndel in the week of 8 June. 2 months of pilot have been planned to assess long time stability to our mixture. We will be able to present first results of the duration trial during the kick-off meeting of 22/23 June..\r\nWe have seen that we need to operate at lower temperature 25 C to ensure high selectivity of water at these low temperatures; at these temperatures NMP does not permeate. We also have high temperature membranes available that can operate at 70 C but this results in in permeation of NMP with water resulting in less effective washing of the NMP treated paraffin streams.\r\nWe also discovered that we get biological activity in our water streams at low temperatures (25 C) as NMP is a good material for bacteria to grow on. But as our water and NMP will see higher temperatures in our process (washing evaporation) we do not expect issues here although we will need to check this.\r\nObtained water (permeate) is very pure.\r\nFor distillation column design we can assume for now a 75/25 mix of water/NMP coming out of the membrane unit and an operating temperature of 25 C. Permeate of the RO unit will be free of NMP.\r\n','810','2015-06-01',0),(4264,0,540,'2015-06-10','Dear Sir ,\r\n           Electrical and Instrument Control Panel GA drawing has been uploaded for Approval .','838','','','0000-00-00',0),(4265,0,523,'2015-07-08','.  	Dear Sir , Electrical drawings of  MCC and Instrument Control Panel  for ATFE and SPDU system has been uploaded for your reference .','838','','','0000-00-00',0),(4266,0,543,'2015-07-18','Dear Sir ,\r\n Document Plan and PLC I/O list  has been Uploaded for your reference ','838','','','0000-00-00',0),(4267,0,395,'0000-00-00','','','Not received Dwg for new project ','317','2015-07-20',0),(4268,0,542,'0000-00-00','','','RFE DWG having tubes and dimensional details forwarded ','317','2015-07-24',0),(4269,0,531,'0000-00-00','','','Please clarify, What is \"06+03 NOS\" in detail K?\r\n\r\nDrawing ref: \r\n14-106-01-B-FAB-Rev4, Sheet 1/3\r\n14-106-02-B-FAB-Rev 3, Sheet 1/3','1067','2015-07-28',0),(4270,0,395,'0000-00-00','','','GA Dwg submitted does not have thickness pl incorporate details and send us urgently','317','2015-08-06',0),(4271,0,551,'2015-08-22','Dear Sir,\r\nElectrical and Instrument control panel G.A drawing has been uploaded for approval.','838','1.Please provide expansions/explanations of abbreviations used in the drawing.\r\n2.What process parameter readouts are provided in panel?  ','1105','2015-08-26',0),(4272,0,551,'0000-00-00','','','I have submitted the control panel G.A drawing, P&I diagram and 2-D Layout to our section head for his concurrence.\r\nI will give the comments by Friday.','1105','2015-09-02',0),(4273,0,551,'0000-00-00','','','Kindly refer control panel G.A Drawing.\r\n\r\n1. For the actuated valves (AV) , indicator lamp symbol is given for Start/Stop push buttons.\r\n\r\n2. RPM indication is not provided in the panel for SPDU drive motor?\r\n\r\n3.What is the function of A/M selector? How automatic mode can be activated/function?\r\nI think by default, manual activation mode will be provided for AVs.\r\n\r\n4. Four PIs will give read-outs for three levels and one absolute pressure. Am I right?\r\n\r\n5.There are two unmarked symbols/read-outs in the panel. What readings they provide?\r\n\r\n5.External dimensions of the panel are O.K.','1105','2015-09-03',0),(4274,0,551,'0000-00-00','','','Control panel G.A drawing is approved. You can proceed with fabrication.','1105','2015-09-04',0),(4275,0,549,'2015-09-21','Dear Sir,\r\nFor Stripper , MEE ,ATFD system Control Panel G.A. Drawing and SLD has been uploaded for your approvalfor ','838','Dear Manish, Shall call you today (6th October) along with Mr. Shivanna to discuss the comments we had made on the MCC Panel G.A drawing.','1096','2015-10-06',0),(4276,0,546,'2015-09-21','Dear Sir,\r\nBottom Lubrication tank (In) required at above than 1 mtr level from bottom bearing hosuing of ATFD, Oil collection tank (Out) required at below 500 mm level from bottom bearing hosuing of ATFD & also please check for accessibility. ','1063','','','0000-00-00',0),(4277,0,550,'2015-10-02','Dear Sir,\r\nFor Hydrogenation + OSBL system  MCC2 control panel and PLC panel  Schematic has been uploaded for your reference ','838','','','0000-00-00',0),(4278,0,549,'2015-10-10','Dear Sir, \r\nFor Stripper , MEE ,ATFD system Control Panel G.A. Drawing and SLD has been uploaded for your approval','838','','','0000-00-00',0),(4279,0,553,'2015-10-19','Dear Sir,\r\nFor Job no. TFS 15-90  ,PLC system I/O list uploaded for your reference','838','','','0000-00-00',0),(4280,0,559,'0000-00-00','','','P & I diagram','1109','2015-10-23',0),(4281,0,559,'0000-00-00','','','G.A Drawing ','1109','2015-10-23',0),(4282,0,559,'0000-00-00','','','Lay out drawing for this set up','1109','2015-10-23',0),(4283,0,558,'0000-00-00','','','P & I Diagram','1109','2015-10-23',0),(4284,0,558,'0000-00-00','','','G.A Drawing ','1109','2015-10-23',0),(4285,0,558,'0000-00-00','','','Layout for this set up','1109','2015-10-23',0),(4286,0,549,'2015-11-01','Dear Sir, For Stripper , MEE ,ATFD system Control Panel G.A. Drawing and SLD has been uploaded for your Reference','838','','','0000-00-00',0),(4287,0,553,'2015-11-02','Dear Sir,\r\nFor MEE ATFD system , PLC Control Panel GA drawing uploaded for approval.','838','','','0000-00-00',0),(4288,0,564,'0000-00-00','','','Good Morning,\r\nHave not found any Layout drawings that was said to be uploaded.\r\n- Prasanna Kulkarni','1119','2015-11-30',0),(4289,0,541,'2015-12-04','Could you send us the standard document for general nomenclature and derivation of document-numbering. This enables us to apply this onto all relevant PP-documents.','904','','','0000-00-00',0),(4290,0,563,'2015-12-08','Sir, we have uploaded sketch of adapter with N3,N4,N5 ,N6 nozzle pipe length 12 mm and angle of nozzle 3 °. The nozzle is clashing to the pipe. please see the sketch and confirm.\r\n\r\n','1081','re: Drawing 15-113-01, rev 0\r\nThe adapter will be used for the hygienic version as well:\r\n\r\nNozzles N3, N4, N5, N6  \r\nThe length of the pipe must be less than 1/2 diameter, thus  less than 12 mm. To achieve this the angle of the nozzles can be decreased to 5 °. This is enough slope to allow proper draining. \r\n\r\nWelds must be ground till Ra < 0.8µ\r\n\r\nPlease change drawing \r\n\r\nKind regards, \r\nFrans van Genesen\r\n\r\n\r\nDec 09, 2015:\r\nI will upload a sketch which shows what I mean. \r\n\r\nIn case we mount the nozzles with an angle of 30° is is not possible to mount a spray nozzle since the flange N1 is in the way. By reducing the angle till approximately 5° this issue is solved. \r\nOf course there must be enough clearance to mount the tri-clamp coupling \r\n\r\nAdditionally:\r\nFor both adapters 15-113-1 and 2 it is no problem if we reduce the number of nozzles for spray balls to 2 pcs. \r\nN4 and N6 can be erased. \r\n\r\nKind regards \r\nFrans van Genesen','1117','2015-12-09',0),(4291,0,563,'2015-12-08','Sir, we have uploaded sketch of adapter with N3,N4,N5 ,N6 nozzle pipe length 12 mm and angle of nozzle 3 °. The nozzle is clashing to the pipe. please see the sketch and confirm.\r\n','1081','re: Drawing 15-113-02, rev 0\r\nThe adapter will be used for the hygienic version as well:\r\n\r\nNozzles N3, N4, N5, N6  \r\nThe length of the pipe must be less than 1/2 diameter, thus less than 12 mm. \r\nWelds must be ground till Ra < 0.8µ\r\n\r\nPlease change drawing \r\n\r\nKind regards, \r\nFrans van Genesen\r\n\r\n\r\nDec 09, 2012: \r\nFor part 15-113-2 it is not necessary to change the angle of the nozzle from 30 to 5° since there is enough space between connections N1 and N2 to allow mounting of spray nozzles. In this case reducing the length of the nozzle and grinding welds till Ra < 0.8 is sufficient. \r\nOf course there must be enough clearance to mount the tri-clamp coupling\r\n\r\nAdditionally:\r\nFor both adapters 15-113-1 and 2 it is no problem if we reduce the number of nozzles for spray balls to 2 pcs. \r\nN4 and N6 can be erased. \r\n\r\nKind regards\r\nFrans van Genesen','1117','2015-12-09',0),(4292,0,563,'2015-12-08','Sir, we uploaded only SUV system P & ID with all battery limit and connection mark.','1081','re: SUV\r\n\r\nCould you please submit a P&ID with battery limits and connection types and sizes. \r\nWe need to know exactly what will be shipped asap to prepare the installation immediately after the equipment arrives in the Netherlands. \r\n\r\nThanks in advance. \r\nKind regards, \r\nFrans van Genesen','1117','2015-12-07',0),(4293,0,564,'0000-00-00','','','Look forward to receive revised layout. Hopefully, as discussed, layouts will not be location specific.','1119','2015-12-08',0),(4294,0,563,'2015-12-09','We will reduce the adapter nozzle angle to 5 Deg  but nozzle pipe length 12 mm is seems to be difficult. I will delete N4 and N6 nozzle. Please confirm that 12 mm projection length is require or not. As per sketch it clashes with pipe. please confirm the same. we will send you updated drawing.   ','1081','','','0000-00-00',0),(4295,0,541,'2015-12-11','Document with proposal for utility layout and routing has been uploaded. Please comment.','1123','','','0000-00-00',1),(4296,0,541,'2015-12-11','Diagram with options for chillers and cold brine has been uploaded. Please comment or to be discussed.','1123','','','0000-00-00',1),(4297,0,541,'2015-12-11','Sketch for platforms in new pilot plant (revision 1) has been uploaded. Please comment or to be discussed.','1123','','','0000-00-00',1),(4298,0,541,'2015-12-14','Crane construction: remarks on first drawing uploaded in project tracking system.\r\nTo be discussed.','1123','','','0000-00-00',0),(4299,4298,541,'2015-12-15','Crane Construction : We are reviewing your comments and will get back to you.','1081','','','0000-00-00',0),(4311,0,563,'0000-00-00','','','Planning: \r\n\r\nWe would like to know when the materials will be air freighted to The Netherlands. Is arrival December 20th still feasible? \r\nPlease advice\r\nKind regard, \r\nFrans van Genesen','1117','2015-12-16',0),(4300,0,541,'2015-12-15','1.	Comments No. 4: You have submitted typical drawing for HBS and HBR to feed & discharge via separate headers with manifold, now what we want to know one such system will be used for how many skids (e.g.  For 2 skids one such system can be used or for 3 skids from that we can decide number of such system) once we know this we can finalize how many such systems require for new pilot plant.\r\nRE JST 8-12-2015: We require a manifold/system per skid.\r\nTFS Reply: Noted. Why not one manifold between two skids? Common manifold for two skids will be used and placed between two skids.\r\nRE JST 10-12-2015: See new drawing for manifold. Supply and return line per skid. For complete pilot plant 1 mobile manifold.\r\n','1081','','','0000-00-00',1),(4301,4300,541,'2015-12-16','We have seen the new drawing for manifold, as per drawing its shows that we have  to use flexible hoses from skid manifold to pumps trolleys. If we have use flexible hoses  in that case we can use flexible hose which can connect two skids from one  manifold arrangement provided to one of the skid.','1081','','','0000-00-00',0),(4302,0,541,'2015-12-16','Comments No. 9: where we should add nozzle for cleaning?\r\nRE JST 8-12-2015: Please give a proposal based on your (pilot plant) experience, for cleaning/rinsing equipment.\r\nTFS Reply: We never used nozzle for cleaning. We used cleaning solvent through feed pump only, with this process equipment’s & pipe lines get clean.\r\nRE JST 10-12-2015: For example: we regularly have experienced product carry over in the vapor lines. If that happens we have to remove top assembly + motor + rotor to access the vapor line for cleaning. Hence, a cleaning nozzle n vapor line is required.\r\nIn next P&ID review (per skid) we will indicate were we want cleaning nozzles.\r\n','1081','','','0000-00-00',1),(4303,4302,541,'2015-12-16','if you have to clean vapor line by using extra nozzle that means we have to floods this line with cleaning solvent. In this case also we are not able to clean vapor line top section.','1081','','','0000-00-00',0),(4304,0,541,'2015-12-16','Comments no. 14: you require 2 nos of spare nozzle for SPDU I & II receiver for Vent & vacuum.\r\nRE JST 8-12-2015: We require 1 spare nozzle per receiver.\r\nTFS Reply: Noted. What will be the purposed of this extra nozzle on receiver?\r\nRE JST 10-12-2015: In past it has been experienced that we had a shortage of nozzles. \r\n','1081','','','0000-00-00',0),(4305,4304,541,'2015-12-16',' What will be the application/Service for this extra nozzle?','1081','','','0000-00-00',0),(4306,0,541,'2015-12-16','Comments no. 21 & 26: Why TI require only on Preheater Hot oil supply & return lines?\r\nRE JST 8-12-2015: Comment 21 is for Preheater Hot oil supply, hot oil return and Steam condensate line. Comment 26 is for Preheater Steam supply line and Process supply line. \r\nTFS Reply: As per our calculation temperature drop across Preheater hot oil supply and return line is not more than 1 to 2 Deg C however in worst case scenario it is up to 40 Deg C. Why we have to measure hot oil temperature drop across preheater?\r\nWhy we need to measure the temperature of steam condensate line? \r\nRE JST 10-12-2015: In general, measurement of temperatures / changes in temperature are an indication that there is flow. In the past after draining and filling after maintenance we had problems with air pockets resulting in no flow, without knowing it. Hence, temperature measurements are required.\r\n','1081','','','0000-00-00',1),(4307,4306,541,'2015-12-16','When there is no flow, temperature drop across supply & return line will be very large. We know the supply temperature of each utility, ( hot oil. hot brine or cold brine) just measuring return line temperature & calculating temperature drop across the equipment shows there is flow or no flow. So temperature indicator on return line will serve the purpose.    ','1081','','','0000-00-00',0),(4308,0,541,'2015-12-16','Comments No. 23 : Why do you think that the all lines thickness needs to be check? Does these line are undersize?\r\nRE JST 8-12-2015: I have been working with pdf file as you can see. As you can see, in the 2 examples below, the line size changes. This should not be the case.\r\nTFS Reply : Noted.','1081','','','0000-00-00',1),(4309,0,541,'2015-12-16','Comments No. 33: Why we require pressure gauge on each receiver? Do you want vacuum gauge for this receiver?\r\nRE JST 8-12-2015: Experience in Europe is that receivers are emptied during trials. For emptying the receiver needs to be pressurized and brought back to vacuum again during the trial. Pressure gauges are needed to make sure that the receiver is vacuum before it’s reconnected to the process again.\r\nTFS Reply: We never used the pressure gauge for this procedure during trial. These receiver capacities are very small.\r\nRE JST 10-12-2015: We see significant differences between local pressure and vacuum pressure measurement in Scada. The local pressure measurement is used to adjust the pressure in the system, it is an indication if the header is dry (it has been experienced in the past that the header was not dry).\r\n','1081','','','0000-00-00',1),(4310,4309,541,'2015-12-16','That means you will used local pressure gauge to see pressure drop across the vacuum header( to check is it dry or not) We can have different solution for checking header is dry or not.','1081','','','0000-00-00',0),(4312,4295,541,'2015-12-17','Utility Layout (Sheet 1) : For utility there will be separate skid it will not be part of SPDU set up. Vacuum Pump should be installed where space available for maintenance some where inside utility skid. \r\nUtility Layout (Sheet 4) : We can consider utility pipe line route from stair case back side so as to avoid extra pressure drop in header line. Also we can terminate header once ATFD & LLE set up was over.\r\n Utility Layout (Sheet 5,7,8,9,11) : Same as above\r\n','1081','','','0000-00-00',0),(4313,4297,541,'2015-12-17','Why we require platform  connecting between skid and first floor stair case platform?We have provided the platform to the skid for maintenance of utility header. We will provide platform in between two skid and one cage ladder at one end. This platform will be use only for maintenance purpose once in while. ','1081','','','0000-00-00',0),(4314,4296,541,'2015-12-17','Before finalizing the chiller option we have to finalize layout first then from layout we will calculate pressure drop in header considering the option of  utility line routing from stair case side instated of door entrance end','1081','','','0000-00-00',0),(4315,4304,541,'2015-12-17','For example, extra nozzle is used for extra instrumentation/measurement during trials.  ','1123','','','0000-00-00',0),(4316,0,541,'2015-12-17','We have uploaded documents for the header location with its elevation mark. Please go through this drawing.','1081','','','0000-00-00',1),(4317,4302,541,'2015-12-17','As discussed 17-12-2015, TFSBV will indicate the cleaning nozzles at the next P&ID review. After this we can discuss.','1123','','','0000-00-00',0),(4318,0,541,'2015-12-17','Tagging Philosophy.\r\nRemarks of JST on document placed in Project Tracking System','1123','','','0000-00-00',1),(4319,0,541,'2015-12-17','APT\'s in SPDU I and II. In past TFSBV has indicated that Granville Phillips must be installed.','1123','','','0000-00-00',0),(4320,0,541,'2015-12-17','Cold trap of benchscale SPDU to be equipped with single coil for cooling medium.','1123','','','0000-00-00',1),(4321,0,541,'2015-12-17','VAC1 header is agreed to be steam traced (3bar).\r\nAll vac headers must be sloped (towards drain).','1123','','','0000-00-00',0),(4322,0,541,'2015-12-17','Steam headers to be equipped with nozzles for purging with nitrogen.','1123','','','0000-00-00',0),(4323,0,541,'2015-12-17','Connectors + infrastructure for trolleys, similars as pilot plant Nashik. Additional for Europe Pilot Plant is ATEX/CE approved and certified.','1123','','','0000-00-00',0),(4324,0,541,'2015-12-17','Maintanability of bearings/rotors etc have to be checked and reviewed. Please send applicable information.','1123','','','0000-00-00',0),(4325,0,541,'2015-12-17','Scada, preferably wireless so a cart with necessary screens etc can be placed at any point in the hall. Otherwise a connecting point per skid to be foreseen.','1123','','','0000-00-00',0),(4326,0,541,'2015-12-17','Scada requirements to be discussed.','1123','','','0000-00-00',0),(4327,0,541,'2015-12-17','9-12-2015; e-mail sent to Nitin\r\nPlease send us the next info:\r\n- necessary cooling capacities for the skids (per skid; SPDU, ATFD, ATFE, CS, RFE/FFE, FCE, LLE, ACE and PFC).\r\n- necessary cooling capacity per cold brine system (CB1, CB2 and CB3).','1123','','','0000-00-00',0),(4328,4289,541,'2015-12-17','As discussed. There is only document numbering system for P&ID\'s, 2D drawings, GA drawing.\r\nNo further numbering system.\r\nItem can be closed.','1123','','','0000-00-00',0),(4329,4300,541,'2015-12-17','By using one manifold per 2 skids the hoses will be longer. For safety we want shorter hoses and therefore a manifold connection/arrangement per skid.','1123','','','0000-00-00',0),(4330,4306,541,'2015-12-17','We agree with solution as discussed; per utility:\r\n1 temperature measurement in header of supply.\r\n1 temperature measurement per equipment return line.','1123','','','0000-00-00',0),(4331,4309,541,'2015-12-17','For measuring process pressure, we need local pressure gauges on receiver. Presure measurement in header or at vacuum pump has shown to be inaccurate.','1123','','','0000-00-00',0),(4332,0,541,'2015-12-17','Can you supply us with a list of fabricated equipment, or a planning of fabrication dates for equipment?\r\nPlease keep us udated about fabrication dates.\r\n','1123','','','0000-00-00',0),(4333,4309,541,'2015-12-21','Tests have been done in Geleen to check on the necessity of localpressure gauges. Outcome is that no local pressure gauges are necessary\r\nPoint can be closed.','1123','','','0000-00-00',0),(4592,4289,541,'2016-05-26','Tagging philosophy updated for newly added setups (file name- 15-47-Tagging Philosophy update)','1134','','','0000-00-00',0),(4334,4300,541,'2015-12-22','Decided 18-12-2015: no Hot Brine for tracing.\r\nTracing in skids will be foreseen by steam, trolleys will be traced electrically.','1123','','','0000-00-00',0),(4335,0,541,'2015-12-22','Earthing: No floating ground net.\r\nThis is not well-known by installers in NL, so it will lead to high installation costs in NL. And it has been experienced that installers make more mistakes, which leads to unsafe situations.','1123','','','0000-00-00',0),(4336,0,541,'2015-12-22','ATEX:\r\nzones still under discussion on site/NL\r\nOutcome has to be implemented (e.g. specifications of junction boxes, instrumentation, cabling(glands), etc.)','1123','','','0000-00-00',0),(4337,0,541,'2015-12-22','Leveling of skids.\r\nWhat provision is foreseen to level the skids on site?','1123','','','0000-00-00',1),(4338,0,541,'2016-01-04','Valve CE Conformity Certificate : We had sent CE confirmatory certificate  mail dated 01/09/2015. Please check this certificates are as per our requirement or not.  ','1081','','','0000-00-00',1),(4339,0,563,'2016-01-04','Can you answer following:\r\n1)	Are the Adaptors already fabricated? If so, are the welds all with Ra<0.8?\r\n2)	Can you update Adaptor drawings conform mail Mr. Frans van Genesen?\r\n3)	Can you send the updated P&ID with the correct scope-breaks?\r\n4)	Can you clarify which input is still required from Bodec, w.r.t. approval of Adaptor drawings or other?\r\n','904','','','0000-00-00',0),(4340,4316,541,'2016-01-04','Header locations is different from the 3D SPDU (as reveiwed 20151208).\r\nHeader locations and elevation to be updated after layout dicussion of 18-12-2015.\r\n','1123','','','0000-00-00',0),(4341,4339,563,'2016-01-05','1. Adapters are already fabricated. Surface finish at welds is less than 0.8 µ and is around 0.2 µ Ra value (better than 0.8 µ Ra)\r\n2.Revised GA drawing are uploaded on web server\r\n3. we will send this by tomorrow\r\n4. We got the reply on surface finish  from Bodec and drawing are revised accordingly.','1081','','','0000-00-00',0),(4342,0,562,'2016-01-05','Revised GA drawing for FFE, Separator & condenser ( Base plate location change as per your requirement, earthing clit 2 nos) are uploaded on web server. Please check these drawing from layout point of view','1081','','','0000-00-00',0),(4343,4298,541,'2016-01-05','As agreed at last meeting,please send:\r\n- updated drawing with crane construction with longer length\r\n- drawing of crane construction in the building\r\nSeveral crane suppliers have sent offers, still 1 offer is expected. Please prepare and send documentation for the construction, for example calculations, detailed drawings, etc. \r\nIf info from us is required, please let us know.','1123','','','0000-00-00',0),(4344,4332,541,'2016-01-05','As agreed during last meeting:\r\nPlease send us your planning for this project.','1123','','','0000-00-00',0),(4345,4338,541,'2016-01-07','We have checked the CE conformity certificates of Arya Crafts & Engineering Pvt.Ltd., L&T Valves Limited and VAAS Automation Private Limited. All three of these comply for us. The certificate of VAAS is only valid till april 2016, so that\'s something to check. ','1123','','','0000-00-00',0),(4346,4318,541,'2016-01-07','New version of Tagging Philosophy has been uploaded','1123','','','0000-00-00',0),(4350,0,541,'2016-01-08','Yesterday afternoon TFSBV got questions from the supplier of the utilities about positioning of utility battery limit. Drawing uploaded with positioning of Utility Battery Limits. Please check the drawing and approve proposal before Monday 11-1-2016','1123','','','0000-00-00',1),(4347,4298,541,'2016-01-07','As agreed during our meeting on 6-1-2016.\r\n- TFS India will update concept drawing with increased length of crane construction\r\n- TFS India will check how or if this fits within the hall (all necessary info is available in India, if not request this info ASAP)\r\n- TFSBV can ask for updated offers when an updated drawing is available\r\n- TFSBV hereby states that the crane construction must arrive at port in NL on the 1-4-2016.','1123','','','0000-00-00',0),(4348,4332,541,'2016-01-07','As agreed during meeting 6-1-2016 TFS India will make planning for crane (construction) when TFSBV states when the crane (construction) must be on site. When the planning for the crane is made, the planning of the rest can be made by India.\r\n\r\nHereby TFSBV states that the crane construction must arrive at port in NL on the 1-4-2016.','1123','','','0000-00-00',0),(4349,4298,541,'2016-01-07','Revised Crane drawing was updated on web server. As discussed please send revised offer as per this revised crane drawing for our review. ','1081','','','0000-00-00',0),(4351,0,541,'2016-01-08','Yesterday afternoon TFSBV got question about electrical supply. Where must the electrical supply battery limit (400V 800A connection) be positioned? Furtheron, how much overlength should the connection cable have? Please take care of the location of the electrical panel. It needs to be decided if this is going to be inside the hall or in the operator room. Take into account that the height of the entrance door to the operator room is 2300mm, so check if the electrical panel fits throught this door. TFSBV needs an answer before Monday 11-1-2016.  \r\n','1123','','','0000-00-00',1),(4352,4351,541,'2016-01-09','As per our last discussion, The panel will be near by to utility skid and separated by partition. The max height of control panel will be 2200 mm. ','1081','','','0000-00-00',0),(4353,4350,541,'2016-01-09','Which drawing we should refer for this battery limit? We received drawing earlier for Utility layout & routing proposal. which we have discussed & finalized route for the these utility.Your are referring to these drawing only or there is new drawing for the utility for the battery limit. ','1081','','','0000-00-00',0),(4354,0,566,'2016-01-11','Please inform location and quantity of CIP nozzles for ATFD.','1081','We will upload a document with our comments on the revised general arrangement drawing','1117','2016-01-21',0),(4355,4354,566,'0000-00-00','','','Thank you for starting this electronic exchange of drawings. please REMOVE the stamp: \' approved for production\'. We will give feedback about location of nozzles! regards, Paul Deckers','1116','2016-01-11',0),(4356,4350,541,'2016-01-11','My mistake I forgot to upload the drawing. The drawing has just been uploaded. It is the battery limit where TFS should connect.','1123','','','0000-00-00',0),(4389,4351,541,'2016-02-10','Topic has been reopened. The control panel and DB box will be placed in the operator room. We have measured the door to the operator room. This door is 2,9 m high. So, the max height of the control panel can be > 2200mm.','1123','','','0000-00-00',0);
INSERT INTO `projecttrackmaster` VALUES (4357,0,541,'2016-01-11','The electrical supply of the crane must be from the DB box in the hall. So we expect that the DB box is transported together with the crane structure.  This means that  this DB box needs to be designed already. Please send a concept design drawing of the DB box.\r\nFor the design of the DB box the next points need to be incorporated.   1. One isolating switch per skid (incl. instrumentation), to be operated without opening cabinet.   2. One overall emergency switch, to be operated without opening cabinet.   3. spare groups/capacity for future additional electrical panel.   4. spare groups/capacity for future additions.   5. Electrical supply (400 V, 400 A) to DB box is foreseen as 2 cables coming out of the floor. Please indicate the necessary overlength for these cables.   6. The location of the DB box in the hall is in the corner next to the electrical panel, please confirm this location.\r\n','1123','','','0000-00-00',0),(4358,4298,541,'2016-01-13','Drawing indicating the scope split for the crane has been uploaded.','1123','','','0000-00-00',0),(4359,0,541,'2016-01-18','SPDU P &ID Review Rev. 03 : Refer comment  number for understanding\r\n35. Tagging number to the equipment are as per tagging philosophy only. Please elaborate.\r\n47. As per 3 D Equipment layout this bellow is not required.\r\n14. Spare nozzle are yet not finalized , we have kept that point open.\r\n51. Did not get your point?\r\n53. As per  review & remark TFSBV dd. 1-9-2015. SPDU-II require HOS1 and HOS2\r\n52. Three way can be used whenever there is requirement of either one utility or other utility to same equipment.for example SPDU-1 internal coil have either HBS1 as supply or CBS2 as supply. In this condition only three way valve can b used. Did not get your comment \" both  3-way valve to be operated with 1 bar. Please elaborate\r\n62. Coil is not possible.\r\n63. this will be Mcleod Vacuum Gauge.\r\n\r\n','1081','','','0000-00-00',1),(4360,4354,566,'2016-01-19','Revised Drawing uploaded on web server for your comments on location and quantity of CIP nozzle for ATFD','1081','We will upload a document with comments on the general arrangement drawing','1117','2016-01-21',0),(4361,0,564,'2016-01-19','As per our revised overall equipment layout, please hold the base plan submitted to you on 6-01-2016. we will submit revised base plan very shortly.','1081','','','0000-00-00',0),(4362,0,541,'2016-01-19','Please send design specifications of all equipment (P, T, Volumes, dimensions,  Material of Construction, etc.).','1123','','','0000-00-00',0),(4363,4359,541,'2016-01-19','Elaboration of review: 35. See document tagging philosophy as uploaded on 7-1-2016. Please also add TAG NO. for equipment, as per standard for projects. New pilot plant (all skids etc.) to be considered as 1 project .For example V-110, D-101, Z-104, E-101, S-109, etc. 47.So why is it necessary at SPDU II? 14. OK, who will decide and when? 51. Should be: block valve between header and skid for N2 (should be incorporated on the utility P&ID). 53. Review 1-9-2015 says:\r\nSPDU I jacket HO1; SPDU II jacket HO2; SPDU II residue receiver HO1; Lab SPDU HO2; SPDU preheater HO1(current P&ID this is steam, steam is correct); SPDU degasser HO3. 52. OK, in these cases in the supply and return 3-way valves have to be used. Also draw a 3-way valve on P&ID. Handlebars of the 3-way valve for the supply and return can be connected by a bar, so both 3-way valves are operated in 1 move and will always be in the correct position. In this way the supply can not be connected to the wrong return. 62. No dry ice available, drawing with proposal will be uploaded. 63. Use of mercury is not allowed, so McLeod pressure gauge is not allowed. Please install electronic pressure gauge, same model as SPDU  I and II.','1123','','','0000-00-00',0),(4364,4359,541,'2016-01-20','As per our discussion, please find our reply.\r\n35. We will use only Equipment number for all equipment and there will not be any tag number for these equipment. 47. No bellow require on  SPDU-II also.51. Will incorporate in P &ID 53. SPDU-II have only HO2 supply only, will incorporate in P &ID. 52. We will check the possibility of 3 way valve.62. we will wait for hand sketch  from you. 63. we will add APT on this line.','1081','','','0000-00-00',0),(4365,4359,541,'2016-01-20','Sketch for item 62. has been uploaded.','1123','','','0000-00-00',0),(4366,0,541,'2016-01-20','Pigs tail to be used for pressure measurements. An example for pigs tail has been uploaded.','1123','','','0000-00-00',0),(4367,0,564,'2016-01-21','Control Philosophy (rev.2) and Motor list uploaded on web server for Extraction set up. ','1081','','','0000-00-00',0),(4368,0,541,'2016-01-21','3D Piping Layout for SPDU set up was uploaded on web server for your review. Please note that detailing will be done. Once you approved this conceptual drawing all set up will follow the same and detailing will be done.  ','1081','','','0000-00-00',0),(4369,4298,541,'2016-01-22','Offer for crane has been uploaded.','1123','','','0000-00-00',0),(4370,0,563,'0000-00-00','','','We are currently installing the rental ATFD-H. There are 2 things not clear:\r\nSeal vessel: Can you submit a drawing with the connections of the seal vessel. there are 5 flanged connections and one plug. It is not 100% clear which to connect to the cooling water and which to the seal. \r\nHeating mantle: on the ATFD-H 3 mantles are installed: inlet, body and outlet. Which mantles should be connected to the SUV. The body only or should we do something with the other mantles. Currently the mantles at the in-and outlet position have blinds. \r\nPlease advice','1117','2016-01-25',0),(4371,0,541,'2016-01-27','Thank you for the (old) drawing of the DB box. Based on this drawing we have made a concept drawing for the new DB box, this has been uploaded.','1123','','','0000-00-00',1),(4372,4320,541,'2016-01-27','Topic closed, is/will be handled in topic 31, item 62. A sketch has been uploaded.','1123','','','0000-00-00',0),(4373,4357,541,'2016-01-27','Thank you for the (old) drawing of the DB box. Based on this drawing we have made a concept drawing for the new DB box, this has been uploaded.','1123','','','0000-00-00',0),(4374,0,566,'2016-01-28','Revised Drawing for ATFD-H uploaded on web server (as per your comments) also separate drawing for mechanical seal of ATFD-H uploaded for your reference. ','1081','We read your comments and will upload it with our replies. File name: 566-1454040166_Answer-Feb08.pdf','1117','2016-02-08',0),(4375,0,566,'0000-00-00','','','can we receive a timeline from the project team involving finalisation of the drawing, period of manufacturing? this is necessary to organise FAT at NASHIK and to manage expectations to customer. thanks Paul Deckers\r\n','1116','2016-01-29',0),(4376,0,541,'2016-01-29','We have uploaded \"Crane Drawing ( Require dimension as mark in drawing) \" on web server, we require dimension marked in that drawing from crane vendor.','1081','','','0000-00-00',1),(4377,0,541,'2016-01-29','TFS-15-47-PID-02_rev04 - SPDU Setup Model-review Reply : \r\n67. We have revised the valve number and line number so that will not any repetition for valve tag no and line number.\r\n45. We will indicate slope indication  on line number \r\n66. As per tagging Philosophy only service line will be start from 2000 range and Bought out & valves will have 200 series only.\r\n70. There will not any separate line number for this line it will be either HBS or CBS line depending upon three way valve position\r\n40. As i discussed earlier, we will operate valve which is kept outside skid (in 3D Layout) so it is not possible to have isolation valve for each branching.\r\n69. What do you mean by different layers ? There will be different color coding for each line.\r\n77. We will operate only one valve which is kept outside skid.\r\n81. did not get the point\r\n24. Did not get the point.\r\n','1081','','','0000-00-00',1),(4378,4375,566,'2016-02-01','We had already sent revised ATFD  drawing for your approval once we get the clearance for production,  we will inform you for about inspection (FAT) date in Nashik.','1081','OK; Frans will communicate feedback drawings later today. \r\n','1116','2016-02-08',0),(4379,0,541,'2016-02-01','Uploaded P & ID for all set up . Also uploaded Utility section P & Id (draft) for your reference. ','1081','','','0000-00-00',0),(4380,4376,541,'2016-02-05','Dimension for \"a\" is missing in uploaded crane dimension. Please provide the same.','1081','','','0000-00-00',0),(4381,4376,541,'2016-02-05','Drawing with all necessary dimensions for crane structure is uploaded','1123','','','0000-00-00',0),(4382,0,541,'2016-02-05','Several plans of the new pilot plant building has been uploaded. These drawing include all required dimensions. Please let me know if you miss any information so I can send it as soon as possible.','1123','','','0000-00-00',0),(4383,4382,541,'2016-02-06','We have uploaded drawing which we are referring and where all dimension for storage room and maintenance room are given, Still dimension for Stair case are missing. We have uploaded drawing with  dimension requirement mark in it. Please check that, we are referring correct drawing and provide dimension mark in drawing. ','1081','','','0000-00-00',0),(4384,4374,566,'2016-02-06','We are awaiting comments / approval for submitted ATFD-H Drawing.','1081','Ref document 566-1454040166 - your reply feb 10th - unfortunately the provided solution is not adequate so we cannot approve the drawings. The hygienic schaft sealings must comply with EHEDG guideline - doc 25. The general design criteria for seals are quote: >>  \r\n- The parts of the seal in contact with product must be suitable for CIP and SIP according to\r\nEHEDG guidelines.\r\n-  The non-product side of the seal shall be cleanable and capable of being disinfected and shall not contaminate or have any adverse influence on the food.\r\n-  Product-contact surfaces have to be smooth and crevice free.\r\n-  The non-product side must be as smooth and as crevice free as possible.\r\n-  Dead ends are not permitted on the product side.\r\n-  Springs are not permitted on the product side.\r\n-  Designed corners must have a minimum radius of 3 mm.\r\n<< end quote\r\nThe seal construction at the none driven end is NOT suitable. Also not in case we use purge to prevent soil entering cervices since crevices are not allowed at all.\r\nIn general double mechanical seals with water as a barrier liquid are suitable. Special attention to the product side flange has to be taken since a small gap between axle and flange still can accumulate soil. I will upload a sketch, based on the drawing for the bearing issue, to clarify. Please submit detail drawing of this part.','1117','2016-02-12',0),(4385,4382,541,'2016-02-06','It seems the upload has not taken place Justin. Can you upload the required documents as per request? \r\n\r\n@ Nitin: I will upload one additional drawing from the hall, which gives the requested dimensions of the width of the stair-case, however the length dimensions is not given in there. This dimension can be measured, since it is a scaled drawing.','904','','','0000-00-00',0),(4386,4382,541,'2016-02-06','Thanks for the drawing. As per drawing we have to start Crane support member after 3260 mm(1000+1080+1180) or stair case will be end at 2080 mm (1000+1080). Please confirm this so that we will prepare the revised drawing accordingly.  ','1081','','','0000-00-00',0),(4387,4382,541,'2016-02-06','I have also uploaded the drawings from first and second floor for your reference. The first crane member can only start after 3260 mm(1000+1080+1180). However, I would add some safety margin between staircase and first crane-member. Please do also review the Tielemans-Calculations document. ','904','','','0000-00-00',0),(4388,0,566,'2016-05-27','Revised P&ID uploaded (file name-TFS-15-116-PID-01_R1(ATFD-V+H)). Revised GA drawings for Thermosyphone pot will be uploaded shortly.\r\nCurrently for the vertical ATFD unit, barrier liquid used is water thus for the horizontal ATFD unit same liquid seems to be OK as application of the units remains same.','1134','In the seal drawing ex EagleBurgman uploaded Jan 28th is stated that the pressure of the barrier liquid must be at least 1.5 kg/cm² more than the pressure in the system. currently no measures are in place to guarantee this pressure. ref P&ID dat dec 28, 2015. Pease confirm this is ok.  PLease confirm the barrier liquid can be water','1117','2016-02-08',0),(4390,4298,541,'2016-02-10','Sketch for sectional drawing of hall with crane structure uploaded','1123','','','0000-00-00',0),(4391,0,541,'2016-02-10','Cable trays: routing to be planned in with the layout. Furtheron, for cable trays the spare capacity and future extenions must be taken care of.','1123','','','0000-00-00',0),(4392,0,564,'2016-02-10','Dear Sir,\r\nwe have uploaded revise Base plan & Base plate details as per change in orientation of overall LLE Set up by 90 degree,Refer Revise 2D layout.\r\nplease note that their is no change in Base plate Reactions which was uploaded earlier.','1007','','','0000-00-00',0),(4393,0,541,'2016-02-11','Review of TFS-15-47-PID-02 SPDU Setup-Model revision 5 has been uploaded. Revision 6 will be checked by the whole team of Geleen as a (hopefully) final check.','1123','','','0000-00-00',0),(4394,4368,541,'2016-02-11','General review of 3D SPDU model has been uploaded. For more detailed review the 3D model must be adjusted to the P&ID.','1123','','','0000-00-00',0),(4395,0,566,'0000-00-00','','','Please submit number and sizes of food grade o-rings to be ordered by us.','1117','2016-02-12',0),(4396,4382,541,'2016-02-12','Hereby the requested dimensions. Hot oil 1 broad 60 cm, height 140 cm, depth 70 cm. Hot oil 2 has same dimensions as Hot oil 1. Hot oil 3 broad 60 cm, height 70 cm, depth 35 cm. Chiller (for brine) broad 80 cm, height 165 cm, depth 105 cm.','1123','','','0000-00-00',0),(4397,4298,541,'2016-02-12','As-build measurements of New Pilot Plan Building has been uploaded.','1123','','','0000-00-00',0),(4398,4379,541,'2016-02-15','As discussed, we require P & ID review/ comments for RFE/ FFE and FCE set up on priority.','1081','','','0000-00-00',0),(4399,4379,541,'2016-02-16','Review of TFS-15-47-PID-05_rev02 - RFE-FFE Setup-Model uploaded.Next PID to be reviewed will be ATFD according to sequence as per latest layout drawing.','1123','','','0000-00-00',0),(4400,0,541,'2016-02-16','Meeting notes of june 2015 have been uploaded, these notes are taken from a meeting between Mr. Patil, Ben and Math. Please incorporate these remarks in the new pilot plant.','1123','','','0000-00-00',0),(4401,4379,541,'2016-02-16','Updated typical for utility connection to skid. Principle is only 1 connection to per utility header per skid. All valves between skid and headers will be aligned next to eachother at the back of the skid.','1123','','','0000-00-00',0),(4402,4379,541,'2016-02-16','Please review P &ID of FCE set up. We require review of FCE prior to the ATFD section','1081','','','0000-00-00',0),(4403,4379,541,'2016-02-16','Review of TFS-15-47-PID-06_rev02 - FCE Setup-Model and TFS-15-47-PID-03_rev02 - ATFD Setup-Model have been uploaded. ','1123','','','0000-00-00',0),(4404,4379,541,'2016-02-22','Concerning remark 11 on RFE P&ID; it has been decided that the N2 and AVAC connection to the receivers have to be flexible. A typical drawing for these connections has been uploaded.','1123','','','0000-00-00',0),(4405,4379,541,'2016-02-22','Concerning remark 8 on RFE P&ID; Philosophy of steam tracing for process lines and HB tracing on equipment is OK.','1123','','','0000-00-00',0),(4406,4379,541,'2016-02-26','Review of TFS-15-47-PID-04_rev02 - LLE Setup-Model and TFS-15-47-PID-01_rev02 - ATFE Setup-Model has been uploaded.','1123','','','0000-00-00',0),(4407,4379,541,'2016-02-29','Since we have reveiwed all setup P&ID\'s at leats once, could you please send us the first version of the Utility P&ID and of the Overall Legend Sheet.','1123','','','0000-00-00',0),(4408,4332,541,'2016-02-29','As agreed before. Please send planning for the new pilot plant project and list of already fabricated equipment.','1123','','','0000-00-00',0),(4409,4298,541,'2016-02-29','Review and questions about latest 2D Layout drawing has been uploaded. The addressed points need to be discussed.','1123','','','0000-00-00',0),(4410,4298,541,'2016-03-01','Updated drawing with measurements of the building is uploaded. In this document is the required measurement of the stairs incorporated.','1123','','','0000-00-00',0),(4411,0,541,'2016-03-02','For HAZOP we need the next documents:\r\nP&ID\'s, Cause and Effect Chart, Control Philosophy/Functional Description/Operating Instructions, Design details (such as Process Calculations, Process Data Sheets, Equipment data sheets, Piping specifications, Instrument data sheets).','1123','','','0000-00-00',0),(4412,4298,541,'2016-03-02','Can you please update the crane structure drawing (uploaded 7-1-2016) as per discussion of last meeting. This will help us with the discussion with Tielemans.','1123','','','0000-00-00',0),(4413,4362,541,'2016-03-03','As mentioned all equipment has been fabricatyed. Please send design details, including pressure for pressure testing. Make sure that equipment using STS10 must be pressure tested according to a steam pressure of 12 bar (experience from last time at FCE).','1123','','','0000-00-00',0),(4414,0,541,'2016-03-07','Mechnical seal with CB cooling is foreseen for LLE. Is mechnical seal or equivalent also foreseen for lab-LLE?','1123','','','0000-00-00',0),(4415,0,541,'2016-03-07','Utility details require for utility coming from campus. Campus utility details table was uploaded on web server, please fill the data.','1081','','','0000-00-00',0),(4416,4379,541,'2016-03-07','Overall tracing will be with steam only ( STS3) except some of the places.','1081','','','0000-00-00',0),(4417,4298,541,'2016-03-09','Please send the updated crane drawings, so Tielemans can start revising their calculations (as agreed 1-3-2016)','1123','','','0000-00-00',0),(4418,4332,541,'2016-03-09','Please send planning/schedule for this first phase of the project (as agreed 1-3-2016)','1123','','','0000-00-00',0),(4419,4374,566,'2016-06-01','Revised GA drawings for ATFD-H uploaded. please confirm the location/orientation of the Name plate added. (file name-Revised GA drawings_R520160601)','1134','Thank you for the updated drawing, rev 1 - uploaded March 10th. For a proper evaluation of the seal construction we need a detail drawing of the shaft entrance at the product side. We will upload a picture (20160310-PartSeal-DetailDrawing.JPG) showing the part we want to see in detail. \r\nPlease confirm barrier liquid is water.','1117','2016-03-10',0),(4420,4393,541,'2016-03-10','Final revised P &ID ( rev 6) for SPDU set up uploaded on web server.','1081','','','0000-00-00',0),(4421,4298,541,'2016-03-10','Crane sectional drawing is under review  with design team. Once it is clear we will upload on web server.','1081','','','0000-00-00',0),(4422,4379,541,'2016-03-10','OK, in general STS3 tracing will be used. These are the exceptions. Hot oil is foreseen for: SPDU degasser, SPDU-I, SPDU-II, SPDU-II concentrate receiver, Lab-SPDU and ATFE. HB is foreseen for: LLE (lines and equipment).\r\n','1123','','','0000-00-00',0),(4423,4379,541,'2016-03-10','Considering review comment 15 on LLE P&ID; using of needle valve or adjustable orifice. It is agreed with the proposal of a set of \"fixed\" orifices which can be changed during commissioning. Point of attention is pump capacity, this must be sufficient.','1123','','','0000-00-00',0),(4424,4316,541,'2016-03-10','Review of first version of header elevation and location has been uploaded.','1123','','','0000-00-00',0),(4425,0,557,'2016-03-10','We have uploaded Revised Material Balance Sheet ( Rev 4), the revision is made in after LLE section. We have consider H2 SO4 entrainment along with water in Extract of LLE. This entrainment of H2 SO4 will have adverse effect on FFE section MOC ( SS 316L) To overcome this entrainment issue , we have consider RFE after LLE section, where we will remove all water along with H2SO4. Please review this revision in Material Balance sheet.','1081','GFBiochemicals Reviewed te Material balance. See marked up document','1108','2016-03-24',0),(4426,0,557,'2016-03-10','We have uploaded P &ID for your review. If you have any comments on it, please let us know. If you have any special requirement for equipment/instrument tagging philosophy, please let us know.  ','1081','Pls find enclosed the marked up P&IDs following our review','1108','2016-03-24',0),(4427,0,557,'2016-03-10','We have uploaded control philosophy for your review.','1081','In our view the control narrative is not suitable as input for HAZOP and we recommend to rewrite is per process section/P&ID. See example control narrative attached. Don\'t hesitate to contact us in case of questions','1108','2016-03-24',0),(4428,0,557,'2016-03-11','We have uploaded 3D Equipment Layout for your review.\r\nTo view the 3D equipment layout, you will have to install the free viewer from the following link:\r\n\r\nhttp://www.autodesk.com/products/navisworks/autodesk-navisworks-freedom\r\n','1081','We consider the unit to bee quite tight, with too limited space for the operators to reach individual equipment items and propose the following:\r\n\r\nall hand valves and instrumentation should be good accessible by operators\r\nCreate a walkway of 1,5 m wide in the center of the the skid and line-up two rows of main equipment items at both sides of the walk way\r\nCreate a walkway of min 80 cm at the outside (both on left side and right side)\r\nThis will result obviously in a larger skid, but we think it is essential from operational point of view','1108','2016-03-24',0),(4429,0,541,'2016-03-11','We have uploaded GA drawing for SPDU. Please check the drawing data is sufficient for Hazop.','1081','','','0000-00-00',0),(4430,4411,541,'2016-03-11','Can you send us sample Hazop Documents for Process calculation , Process data sheet , Equipment & instrument data sheet and piping specifications.','1081','','','0000-00-00',0),(4431,4429,541,'2016-03-11','All equipment has been fabricated, so does this mean that we received the as-build GA drawing for SPDU-I?','1123','','','0000-00-00',0),(4432,4411,541,'2016-03-11','I have uploaded several example documents. I think it is easiest to send list like the line list, valve list etc, these have to be produced anyways. For process calculations you can send any calculation that has been for the process (e.g. calcualtions for line size, pump, dP, etc.). For starting HAZOP it is also important to receive Utility P&ID and General P&ID legend.','1123','','','0000-00-00',0),(4433,4429,541,'2016-03-14','No this is not as build GA drawing. We will send these as build drawing later on. Please check the data mentioned in GA drawings are sufficient for Hazop.','1081','','','0000-00-00',0),(4434,0,541,'2016-03-14','Revised Crane sectional drawing was uploaded on web server. Please check this change is acceptable to Crane vendor. ','1081','','','0000-00-00',0),(4435,4393,541,'2016-03-14','Review of SPDU setup PID rev 6 has been uploaded.','1123','','','0000-00-00',0),(4436,4429,541,'2016-03-14','The info on the GA drawing as send is what is needed, so GA is OK. I didn\'t check/review the values mentioned.','1123','','','0000-00-00',0),(4437,4415,541,'2016-03-15','When we will get the campus utility details?','1081','','','0000-00-00',0),(4438,4415,541,'2016-03-15','I will get confirmation of the utility details this week from Campus. As soon as I\'ve got it from Campus I will send it.','1123','','','0000-00-00',0),(4439,4393,541,'2016-03-16','SPDU P &ID ( rev 7) was uploaded as per your comments. Additionally valves on Hot oil lines are change to Gate type Valves.','1081','','','0000-00-00',0),(4440,4411,541,'2016-03-16','We have uploaded revised Legend Sheet for Pilot Plant & Feed & discharge system P &ID. The feed & discharged system P &Id are shown with two option of electrical or steam heat tracing.  ','1081','','','0000-00-00',0),(4441,4411,541,'2016-03-16','Thank you for the P&ID of the trolleys. Why did you prepare an with steam tracing. It has already been decided that trolleys will be electrically heat traced. See topic 6.','1123','','','0000-00-00',0),(4442,4298,541,'2016-03-17','Remarks on crane structure and sectional drawing have been uploaded, hopefully there is still a bit of time to discuss today.','1123','','','0000-00-00',0),(4443,0,566,'2016-03-18','We are awaiting final approval on Mechanical seal drawing submitted on 10th March  and revised ATFD-H GA drawing submitted on 14th March.','1081','We uploaded a review of the current seal design. Unfortunately there are still dead ends in the design. Some examples copied from the EHEDG guideline, are given to support a proper design. ','1117','2016-03-21',0),(4444,4298,541,'2016-03-18','Crane sectional drawing was uploaded on web server. Explanation for not showing crosses at corner is shown in several sectional 3D images. \r\n\r\n\r\n\r\n','1081','','','0000-00-00',0),(4445,4393,541,'2016-03-18','SPDU P &ID ( Rev 8) uploaded on web server. Revision are made as per last meeting on 17th March','1081','','','0000-00-00',0),(4446,4298,541,'2016-03-18','Thank you for your reply. I will address this also to the crane supplier.','1123','','','0000-00-00',0),(4447,4415,541,'2016-03-21','Utility BL data has been uploaded including photos of the physical connections. If anything else is needed please contact me.','1123','','','0000-00-00',0),(4448,0,541,'2016-03-21','We require detail specifications for existing Hot Oil System & Cold brine system. Specification sheet where details like temp, pressure, capacity (Kw), flow rates, make are mentioned.','1081','','','0000-00-00',0),(4449,4448,541,'2016-03-21','Data Hot oil units and Chiller unit have been uploaded. Chiller for Cold Brine: Huber UniChiller UC210Tw. HO1: Huber Unistat T330; HO2: Huber Unistat T330; HO3: Huber Unistat T305','1123','','','0000-00-00',0),(4450,4382,541,'2016-03-21','Review of RFE/FFE P&ID rev04 has been uploaded','1123','','','0000-00-00',0),(4451,4414,541,'2016-03-22','MOM 15-3-2016; for glass LLE unit a gland seal will be foreseen. Mechnical seal is not posible.','1123','','','0000-00-00',0),(4452,4332,541,'2016-03-22','Please send planning/schedule, as ageed. So we know when to focus on what, and for us start planning the work (and contractors) on site.','1123','','','0000-00-00',0),(4453,4382,541,'2016-03-22','As agreed a (complete) 3D model of the new pilot plant would be made. please check the proposal that has been uploaded. This  part of the vent air exhaust piping has to be installed before the crane structure. Please check in 3D model if there are any clashes with crane structure, crane and headers.','1123','','','0000-00-00',0),(4454,4379,541,'2016-03-22','Revised P & ID for LLE, ATFD and FCE set up was uploaded on web server.','1081','','','0000-00-00',0),(4455,4382,541,'2016-03-23','Dimension are require as mark in uploaded drawing. Also send hall sectional drawing with dimenison and member sizes for 3D Preparation','1081','','','0000-00-00',0),(4456,4382,541,'2016-03-23','Sectional drawing has been uploaded. I don\'t have dimensions. Please explain why you need these dimensions. For with the pilot plant we intend to stay under/below member. So, to my opinion, 3D modeling from this member and higher up is not necessary.','1123','','','0000-00-00',0),(4457,4298,541,'2016-03-23','Crane supplier checked the sizing, and approved the 170mm. See remark on uploaded sectional drawing.','1123','','','0000-00-00',0),(4458,4298,541,'2016-03-24','Remarks on header flooded weight loads uploaded. This needs to be discussed ASAP.','1123','','','0000-00-00',0),(4463,4298,541,'2016-03-25','This flooded load are calculated on the basis Header size of 3\" which we have consider for header routing in hall. However we are calculating actual header sizes and will upload revised flooded load on web server by Monday first half.','1081','','','0000-00-00',0),(4464,4415,541,'2016-03-25','Utility battery limit data, including safety valve settings is uploaded','1123','','','0000-00-00',0),(4465,4379,541,'2016-03-25','Remarks on the P&ID\'s SPDU, ATFE, ATFD, LLE and FCE has been uploaded','1123','','','0000-00-00',0),(4466,4327,541,'2016-03-25','Please send utility capacities as discussed on 17-3-2016','1123','','','0000-00-00',0),(4467,0,571,'2016-03-26','Dear Sir,\r\nMEE+ATFD syetem Control Panel G.A drawing has been uploaded for your approval','838','provided 3 spare positins will be used for 2 Nos. CW pumps (20 HP each) and 1 No. for CT ID fan of 10 HP.\r\nIn addition please provide 2  slots for 5 HP and 10 HP.','775','2016-03-29',0),(4468,4443,566,'2016-03-28','Revised GA Drawing ( rev 3) was uploaded on web server for your approval.','1081','Thank you for revision 3 of the general arrangement drawing. By this change the majority of the dead ends were eliminated. The remaining crevice, between the axle and the fixed seal part, is small. Although not fully complying with the EHEDG guideline it can be acceptable if there is a good reason to choose this construction. Rationale: the food safety risk for the intended use is negligible. Could you please check if a construction like fig 4.2 in Review seal design drawing 15-116-02-GA revision 2 is not possible at all and give the reason? For instance: the seal, already bought, cannot be used in a construction like fig. 4.2. For future projects (production machines) with AVEBE we have to pursue full compliance with the EHEDG guidelines which means further improvement of the seal construction. \r\nPlease give your comments.','1117','2016-04-01',0),(4469,4382,541,'2016-03-28','Require dimension of shifted vent air exhaust duct to check the clash in 3D. Drawing with comments was uploaded on web server.','1081','','','0000-00-00',0),(4470,4379,541,'2016-03-29','Reply to the comments  on P&ID\'s SPDU, ATFE, ATFD, LLE and FCE has been uploaded.','1081','','','0000-00-00',0),(4471,4382,541,'2016-03-29','Distances of shifted vent air exhaust ducts are given in uploaded drawing. This is the best estimate I can give, since we are not able to measure it.','1123','','','0000-00-00',0),(4472,4298,541,'2016-03-29','28-3-2016; send by by e-mail by Ben. Could you send us the total weight of the Crane Structure with and without the utility headers? This is required for various internal discussions.','1123','','','0000-00-00',0),(4473,4298,541,'2016-03-29','Head load calculation are going on. Once this calculation are done, we will calculate the header sizes.Then only flooded load on structure for header can be given.','1081','','','0000-00-00',0),(4474,0,571,'2016-03-29','Dear Sir , We understand that we have to provide the spacing for the mentioned  feeders  ( Without Switchgear Components ) for CW Pump and ID Fan  and will submit the revised Panel G.A. drawing for approval','838','','','0000-00-00',0),(4475,4425,557,'2016-03-29','Thanks for the comments on submitted documents. As per your comments on Material Balance sheet, we have to revised Material Balance as per Material Balance sheet  (rev 7) issued by GF. We have Material Balance sheet (rev 6) available with us. Please provide us latest revision Material Balance sheet (rev 7).','1081','We have uploaded Material balance Rev 7 on April 4 and will review your revised material balance dd April 8','1108','2016-04-11',0),(4476,4298,541,'2016-03-30','25-3-2016 the purchase order for the crane has been placed. The crane will be ready to be placed on site in calendar week 22 (the week of the 1. June).','1123','','','0000-00-00',0),(4477,4298,541,'2016-03-30','Documents are uploaded on web server about some mismatch in base plate drawing for column and column selected. Please check with crane vendor','1081','','','0000-00-00',0),(4478,4298,541,'2016-03-30','Heat load calculation, Header sizes and flooded weight of header was uploaded on web server.Based on heat load calculation utility table was revised. Please review the same. if require we can discuss this.  ','1081','','','0000-00-00',0),(4479,4298,541,'2016-03-30','Hi Nitin, can you also upload the weight of the crane structure itself, thus the sum of the weights beams etc.? I suppose this can be extracted from the mechanical design of the structure. \r\n','904','','','0000-00-00',0),(4480,4298,541,'2016-03-30','The total Weight of Crane Structure  with run way beam is 24.5 tons (without rails, trolley, crane hoist, utility headers & crane beam)','1081','','','0000-00-00',0),(4481,0,571,'2016-03-30','Dear Sir, MEE+ATFD syetem revised Control Panel G.A drawing has been uploaded for your approval','838','','','0000-00-00',0),(4482,4443,566,'2016-03-30','Have you review the revised ATFD-H GA ( rev 3) drawing? Is this in line with your requirement.','1081','We think we are near approval of the drawings. Could you pick up the other subjects: give a timeline for the project; specify food grade o-rings to be purchased in Europe; confirmation barrier liquid type and pressure for seals. ','1117','2016-04-01',0),(4483,4298,541,'2016-03-30','Your query about the baseplate has been send to Tielemans, waiting for reply.','1123','','','0000-00-00',0),(4484,4298,541,'2016-03-31','The answer of Tielemans regarding the baseplate is as follows: The base plate should be at least as large as the column section. A practical plate for the UC 254x254x73 would be a 300x300 plate. Also, the thickness of the plate should be at least 20mm thick. ','1123','','','0000-00-00',0),(4485,4298,541,'2016-03-31','Utility table ( rev 3) was uploaded on web server with utility headers flooded weight.  ','1081','','','0000-00-00',0),(4486,4298,541,'2016-04-01','Utility table review has been uploaded. Please indicate per column of the crane structure what the weight of the headers is.','1123','','','0000-00-00',0),(4489,4443,566,'2016-04-02','Mechanical seal was already ordered.For future project, we will try to fulfill all EHDGE guidelines. ','1081','','','0000-00-00',0),(4490,4298,541,'2016-04-04','Reply to comment on utility table was uploaded on web server.','1081','','','0000-00-00',0),(4491,0,557,'2016-04-04','Project: 15-099, GFB, Basic Engineering Package\r\nDocument List for HAZOP Meeting has been uploaded according agreement of Skype meeting dd. 1/4/2016\r\n','904','','','0000-00-00',0),(4492,4375,566,'0000-00-00','','','dear all,\r\ncan we receive an updated timeline based on the exchange of information and the fact the the mechanical seal is now ordered?','1116','2016-04-05',0),(4493,4327,541,'2016-04-05','Regarding our discussion about Utility reference table I have an additional question. Assuming the process pressure is 1 mbar, and we need to discharge intermittently. 1. How is the pressure to the receiver brought back to the process pressure? 2. What is the influence on the process pressure when the receiver with pressure of 50 mbar is reconnected to the process again?','1123','','','0000-00-00',0),(4494,4448,541,'2016-04-05','As per specification sheet for existing Hot oil unit from Huber, the Discharge pressure for Huber Unistat T330 2.5 bar and Unistat T305 is 0.9 bar. Is there any booster pump installed in existing pilot plant for Hot oil set up?','1081','','','0000-00-00',0),(4495,4448,541,'2016-04-05','There are no booster pumps installed in existing pilot plant for hot oil set-ups.','1123','','','0000-00-00',0),(4496,4375,566,'2016-04-06','The mechanical seal was already ordered and will require another 8 to 9 weeks. After that 1 week for assembly. We are considering that the ATFD-H GA drawing approved under rev 3. We will submit \" O\" ring details in couple of days time.','1081','Mr. Ben Bovendeerd did upload a planning including FAT at Nashik in the week of 13-17 june 2016. We are about to order ticket for Mr. Frans van Genesen to visit Nashik factory. Please confirm dates from Nashik site.','1116','2016-05-02',0),(4497,4428,557,'2016-04-07','We have uploaded 2D layout on web server. We have considered 1.5 meter walkway and 0.8 meter extended platform (Cantilever) at the outside of both end equipment\'s. Please check this 2D layout & let us know your comments if any. Once this 2D layout is ok, we will revise 3D Equipment layout accordingly.','1081','We agree with the proposed 2D layout. Pls continue with revision of 3D layout accordingly','1108','2016-04-11',0),(4498,4425,557,'2016-04-08','We have uploaded Material Balance sheets (Refer:  PFD sheet 1 to 6) & Overall Material Balance sheet (Refer:  PFD sheet 1 to 1)\r\nThe PFD’s are revised as per Material Balance Rev.7 issued from GFB, if any changes please revert back upto 12th April 2016.\r\n','1081','GFBiochemicals Reviewed Material Balance Rev 4, submitted by Technoforce on April 8, 2016. We also included a document with description of the revisions. First action to complete is finalisation of the piloting reports by Mr. Ben Bovendeerd. (scheduled for June 10) After receipt of the report, GFBiochemicals will update Mass Balance into Rev 8 and issue the document to TFS.','1108','2016-06-07',0),(4499,4426,557,'2016-04-08','We have uploaded P & ID (Refer: P & ID sheet 1 to 7)\r\nThe P& ID’s are revised as per your comments, if any changes please revert back upto 12th April 2016.','1081','GFBiochemicals reviewed P&IDs and provided legend P&ID of exisitng Caserta plant. Please update P&IDs accordingly. \r\n\r\nGFBiochemicals submitted a document summarizing the numbering methodology for P&IDs, process equipment and instruments. In order to be consistent wiht exisitng Caserta plant documentation. Pls apply this numbers in current P&ID review','1108','2016-06-15',0),(4500,4427,557,'2016-04-08','We have uploaded control narrative only for FCE setup referring to your templates received.\r\nRefer 1.control philosophy; \r\n2. Cause & effects; \r\n3. Interlock P&ID. Please review these documents and if any changes revert back upto 11th April, 2016 so that same documents will be prepared for other setups. If your comments are delayed, it may affect the HAZOP schedule.','1081','GFBiochemicals has reviewed your updated contol narrative for FCE according to our template provided. \r\nThis is exactly how we want to see it. Thank you! Pls proceed with control narrative for the other units. ','1108','2016-04-11',0),(4501,0,557,'2016-04-08','As per HAZOP schedule we have to prepare technical data sheets of equipment, piping, machinery, control valves and PSVs/PSE, so please provide sample templates for the same. Also provide a template for design specification of equipment as early as possible. This would save time of documents review before HAZOP and match the schedule of HAZOP.','1081','','','0000-00-00',0),(4502,4298,541,'2016-04-09','Revised Utility table was uploaded on web server. Hot Oil 1 and 2 header sizes reduce to 32 NB. As per process calculation. As per our discussion auxiliary vacuum for SPDU and all other set up receiver were added in VAC 50. ','1081','','','0000-00-00',0),(4503,0,541,'2016-04-11','Please send us existing vacuum pump details. If possible try to send dimension of utility skid.','1081','','','0000-00-00',0),(4504,4298,541,'2016-04-11','Remarks on Utility table revision 4 has been uploaded','1123','','','0000-00-00',0),(4505,4503,541,'2016-04-11','Document concerning existing vacuum pump has been uploaded. Dimensions of utility skid should be in archive in India since this has been delivered from India. Why do you need sizing of old skid when you\'re designing a new skid? ','1123','','','0000-00-00',0),(4506,0,541,'2016-04-12','We require existing Hot Brine and Hot Water pump and there Plate heat exchanger details.','1081','','','0000-00-00',0),(4507,4506,541,'2016-04-12','Info has been uploaded. For hot brine pump Grundfos CRI5-8 with HQQE Seal. For hot water pump Grundfos CRI3-6 with HQQE Seal.\r\nAs heatexchanger Tranter MX-03-0412-HP-012/0.060.\r\nWhy do you need this info? You need to calculate for new system what you need and then select pumps and heat exchangers. Furtheron, we experience that the current pumps in current setup are operating at the limit, so we expect these not suffiencient for new pilot plant.','1123','','','0000-00-00',0),(4508,4506,541,'2016-04-12','Thanks for the info. i think you forgot to upload. We will calculate the pump head & flow and heat exchanger area for both system then only we will compare this with  existing pump and heat exchanger details.','1081','','','0000-00-00',0),(4509,4379,541,'2016-04-13','Review of Utility, Feed and Discharge P&ID has been uploaded','1123','','','0000-00-00',0),(4510,4298,541,'2016-04-13','Comment on sectional uploaded, please change and send update drawing. After that I will send it to Tielemans for the calculations.','1123','','','0000-00-00',0),(4511,4506,541,'2016-04-15','Tranter plate heatexchanger info has been uploaded','1123','','','0000-00-00',0),(4512,4427,557,'2016-04-18','We have uploaded control narrative for complete system. It includes interlock PID, cause & effects and control philosophy. ','1081','GFBiochemicals review Control Philosphy Rev 2.  Pls refer to Minutes of Meeting as well as marked-up Control Philospy. GFBiochemicals did not review the Cause and Effect Matrix yet. Please prepare a revised Control Philosophy first, including updated Cause and Effect Matrix. Thank you.','1108','2016-06-10',0),(4513,4428,557,'2016-04-18','We have uploaded revised 3 D equipment layout as per 2 D layout Rev.1. To view the 3D equipment layout, you will have to install the free viewer from the following link: http://www.autodesk.com/products/navisworks/autodesk-navisworks-freedom ','1081','','','0000-00-00',0),(4514,4428,557,'2016-04-18','We have uploaded revised 2D layout on web server including level wise plan.','1081','','','0000-00-00',0),(4515,0,557,'2016-04-18','We have uploaded technical datasheets for control valves, actuated valves, instruments pumps and plate heat exchangers','1081','','','0000-00-00',0),(4516,4395,566,'2016-04-18','Please find below \" O \" ring details \r\n\r\n1)	‘O’ ring    Size 50 mm  ID X 3 mm        Quantity  8 Nos.  \r\n2)	‘O’ ring    Size 208 mm ID X 3 mm      Quantity  4 Nos.\r\n','1081','Thank you for the o-ring specification. We will order them. Please note we did not receive an e-mail from your entry and found the specification by coincidence. Can you please check this out?  ','1117','2016-04-26',0),(4517,0,557,'2016-04-19','We have uploaded GA drawing of Equipment\'s.','1081','GFBiochemicals reviewed the GA drawings. Pls refer to uploaded document dated 20062016','1108','2016-06-20',0),(4518,4517,557,'2016-04-19','Please ignore previous uploaded GA drawing. There are minor changes in equipment tag number. Please consider revised GA drawing uploaded on web server.','1081','','','0000-00-00',0),(4519,4298,541,'2016-04-19','As discussed Friday we will not exceed the load on the columns by:\r\n1. Either by stoppers in the girders, or\r\n2. by exchanging metal cladding for locally applied aluminium cladding.\r\nFor the second option I have asked for prices:\r\n- hot insulation the price is €25 per meter (incl. manhours)\r\n- cold insulation the price is €35-40 per meter (incl. manhours)\r\n- Price for curves/bends is 1,25 times the meter price\r\nThese prices are excluding necessary scaffolding, lifting equipment, etc.\r\nBased on these prices a rough estimate can be made for locally applied aluminium cladding which can be used for  comparing with metal cladding from India.\r\nPlease inform us about the outcome of this comaprison.','1123','','','0000-00-00',0),(4520,4298,541,'2016-04-21','Revised Utility table ( Rev 5) was uploaded on web server as discussed during last Friday meeting.','1081','','','0000-00-00',0),(4521,0,557,'2016-04-22','I have uploaded once again the Floor Plant of GFB\'s site in Caserta where the revamp will take place. \r\n\r\nAs per GFB\'s request, is it possible to update the floor Plan, including the new 2D floor-space?','904','','','0000-00-00',0),(4522,4316,541,'2016-04-22','As discussed in meeting,  Header Elevation drawing with sequence of header location and maintenance platform was uploaded on web server for your review.','1081','','','0000-00-00',0),(4523,4521,557,'2016-04-23','As per GFB\'s request, we have updated floor plan with new 2D floor space requirement. ','1081','','','0000-00-00',0),(4524,0,567,'2016-04-27','We have uploaded 3D equipment layout To view the 3D equipment layout, you will have to install the free viewer from the following link: http://www.autodesk.com/products/navisworks/autodesk-navisworks-freedom','1081','','','0000-00-00',0),(4525,0,557,'2016-04-27','We have uploaded line list.','1081','GFBiochemicals has reviewed the line list wrt Material of Construction. See uploaded document. Pls update operating conditions as well after you have recieved updated Material Balance (Rev 8), which will be uploaded this week. Thank you.','1108','2016-06-20',0),(4526,4298,541,'2016-04-28','E-mail of Tielemans concerning crane structure calcualtions uploaded. Please apply the recommended adjustment: add horizontals between the top of the stability crosses in the transverse direction (view A-A\' and B-B\') in order to improve the stiffness of the frame in the transverse direction. See also section 5.3.1 of the report.','1123','','','0000-00-00',0),(4527,4298,541,'2016-04-28','Hello Justin,\r\nPlease re-upload the document regarding to E-mail of Tielemans as we are not able to see or download the document.','1007','','','0000-00-00',0),(4528,4298,541,'2016-04-30','Revised Crane sectional drawing as per Crane  structure calculation was uploaded on web server.','1081','','','0000-00-00',0),(4529,4375,566,'0000-00-00','','','In the timeline - date April 15, 2016, Ben Bovendeerd uploaded, the H-ATFD arrives at AVEBE - Veendam June 27th 2016. Please confirm this date. After confirmation we will order the site work to install the equipment.','1117','2016-05-02',0),(4530,4375,566,'2016-05-05','The dates are given as per Nashik Factory schedule. Please proceed as per schedule uploaded on web server by Mr. Ben Bovendeerd. We confirm the FAT of ATFD-H on 13th June 2016 as per uploaded schedule. ','1081','Please submit the planning and shipping details for transport of the ATFD-H to Veendam. We need the information for final confirmation of site activities at AVEBE pilot plant. Currently we assume arrival in Veendam June 27th 2016. Is this date feasible? \r\nA copy of this post will be sent by e-mail. \r\n','1117','2016-06-20',0),(4531,0,566,'2016-05-09','Test Comment','4','','','0000-00-00',1),(4532,0,564,'2016-05-09','Utility requirement for LLE Set up was uploaded on web server','1081','','','0000-00-00',0),(4533,0,567,'2016-05-09','Utility requirement for Crystallization  set up was uploaded on web server.','1081','','','0000-00-00',0),(4534,0,557,'2016-05-09','Is it possible to provide DWG Files of the 2D Model drawings for Hazardous Area classification. The HAZOP-company hired by GFB, \"ICARO\", requires editable formats for mark-ups of the hazardous area classifications etc. ','904','','','0000-00-00',0),(4535,4534,557,'2016-05-10','We have uploaded DWG file for 2D Model drawing (editable version) as per your requirement. ','1081','','','0000-00-00',0),(4536,0,567,'2016-05-11','We have uploaded P & ID for your review.','1081','','','0000-00-00',0),(4537,0,567,'2016-05-11','We have uploaded control philosophy for your review.','1081','','','0000-00-00',0),(4538,0,567,'2016-05-11','We have uploaded 2D layout for your review.','1081','','','0000-00-00',0),(4539,0,567,'2016-05-11','Vinati site layout updated with actual PAP recovery setup.','1081','','','0000-00-00',0),(4540,4379,541,'2016-05-12','P&ID Review of RFE/FFE and ATFD have been uploaded.','1123','','','0000-00-00',0),(4541,0,541,'2016-05-12','Please send GA drawings for review. Since you are planning of finalising RFE/FFE and ATFD this week, we would like to receive these first.','1123','','','0000-00-00',0),(4542,0,567,'2016-05-12','In crystallization set up, we have FCE-1 + distillation column for water evaporation. Distillation column will be installed on FCE-1 separator. We have uploaded FCE- 1 separator top flange details on which distillation column will be installed. You have to match the distillation column bottom flange as per FCE-1 separator top flange.','1081','','','0000-00-00',0),(4543,0,541,'2016-05-12','As requested a conceptual drawing of the earthing including some example photos have been uploaded. Make sure diameter of earthing cable is sufficient,rather a bigger diameter than too small.','1123','','','0000-00-00',0),(4544,4395,566,'2016-05-14','I t would be great, if you send the O-rings well in advance.','1134','We received the o-rings. They are currently at Bodec. If it is convenient for you I will bring them on my visit in the week of June 13th. If you want us to send the rings earlyer please advice','1117','2016-05-13',0),(4545,4388,566,'2016-05-27','Revised GA drawings of Thermosyphone pot uploaded (file name-Thermosyphone pot GA drawings_R2) for your review.\r\nDN15 size connection from vessel to seal  is OK.\r\n\"While Positioning both seal vessels (Thermosyphone pots) above the ATFD-H unit, please ensure the distance between Seal housing & bottom of the seal vessel is min. 650mm & max. 1000mm  with minimum bends & fittings in seal cooling lines.\"','1134','We will position both seal vessels above the vertical unit. Connection vessel to seal will be DN15 stainless steel. Barrier liquid is water. The seal vessels will be atmospheric. Please confirm this is ok. ','1117','2016-05-13',0),(4546,0,541,'2016-05-14','Conceptual header drawings uploaded.(refer-Header_conceptual drawing20160514)\r\nAlso the tentative 2D layout for RFE/FFE uploaded. (refer- RFE_FFE 2D LYT20160514) 2D layout for possibility of access into the modules.','1134','','','0000-00-00',0),(4547,4543,541,'2016-05-14','Thank you.\r\nIf any doubts I\'ll get back to you.','1134','','','0000-00-00',0),(4548,0,565,'2016-05-14','We have uploaded P& ID on the web server as per tagging philosophy submitted by Divi\'s laboratories.','1133','','','0000-00-00',0),(4549,0,565,'2016-05-14','We have uploaded control philosophy on the web server.','1133','','','0000-00-00',0),(4550,0,565,'2016-05-14','We have uploaded bought out specification on the web server.','1133','','','0000-00-00',0),(4551,4337,541,'2016-05-16','Reference drawing for base plate Leveling uploaded. ','1134','','','0000-00-00',0),(4552,0,566,'2016-05-16','Hi, \r\n\r\nThis is in reference to FAT scheduled on 13th June 2016.\r\nCan you please elaborate what are your exact requirements for inspection from hygienic design point of view. also what would be the acceptance criteria for the same.\r\n\r\nPlease let us know if there is any special requirements so that we can plan in advance.','1134','We will prepare a document. We expect to upload this before June 1st ','1117','2016-05-19',0),(4553,4546,541,'2016-05-17','Conceptual header drawing has been reviewed and uploaded.','1123','','','0000-00-00',0),(4554,0,557,'2016-05-18','As per our last skype meeting held on April 1st, 2016, it was decided that GFB will provide their P&ID and all other documents format. So let us know when these formats will be available to TFS so that we can proceeds further.','1133','','','0000-00-00',0),(4555,4395,566,'2016-05-19','Technoforce Solutions (I) Pvt Ltd.\r\nD 33-34-35, MIDC Industrial Area, Ambad, Nashik, Maharashtra- 422 010, India.\r\nT +91 (0)253 238 2451 / 3134\r\nF +91 (0)253 238 1606\r\nM +91 (0)937 153 7529','1134','Please send all exact address data to ship o rings. this will be done later today. \r\nincluding project references\r\nThank you!\r\nPaul','1116','2016-05-19',0),(4556,4448,541,'2016-05-19','Cold brine chiller (CB-2) specifications and calculations uploaded','1134','','','0000-00-00',0),(4557,0,574,'2016-05-20','Dear Sir, as per discussion had with Mr. T Ramesh Kumar Sir and with reference to the site layout ,we are going to consider following points for 3D Model (Piping):\r\n1.Steam, cooling water entry will be from South direction .\r\n2.Feed entry for Stripper will be from East direction.\r\n3.Feed entry for SBE-1 will be from North direction\r\n4. Stripper distillate, SBE distillate, Sludge dryer distillate out will be from West direction. ','1135','','','0000-00-00',0),(4558,4395,566,'2016-06-01','We have received only one set of the O rings, as per the label attached on the parcel it contains\r\ni.)	O’ ring EPDM 559270 208X3 2 nos.\r\nii.)	O’ ring EPDM- 50X3 4 nos. \r\nIt seems that the O’ rings are of higher sizes & hence they do not fit into the respective grooves. Please ensure that the O rings ordered are on ‘Inner Diameter’ basis as specified by Technoforce and send new set of O’ rings as early as possible.\r\nAlso as per the Label O’ ring are of EPDM material, is it?','1134','o-rings have been sent\r\nplease find track and trace details via:\r\nwww.internationalparceltracking.com\r\nreference number: RN481705587NL\r\ni will sent the same link with number in a email in order to have the link directly clickable.','1116','2016-05-20',0),(4559,0,574,'2016-05-21','Dear Sir, we have uploaded specification sheet for the Globe Control Valve (GCV), Gauge Pressure Transmitter (GPT), Differential Pressure Flow Transmitter(DPFT)','1135','recd.thanks\r\n','1131','2016-05-21',0),(4560,0,573,'2016-05-21','Dear Sir, we have uploaded P & ID after control philosophy for your reference','1135','','','0000-00-00',0),(4561,4448,541,'2016-05-23','Remarks on TFS-15-47 - Cold Brine Chiller spec sheet-20160519 has been uploaded.','1123','','','0000-00-00',0),(4562,4434,541,'2016-05-23','Auto Cad file of crane structure drawing uploaded (Crane Structure Drawing Rev.F)','1134','','','0000-00-00',0),(4813,4298,541,'2016-08-16','Chetan, according the Crane Design of Tielemans, the base-plates are to be anchored using a Hilti System, \"HIT-HY-200-a +HIT-V-F-8.8-m16\". Will these anchor Bolts and anchor-mortar be supplied along with the crane or do we need to purchase that locally? If required to purchased locally, we need to coordinate with the crane-construction contractor. \r\n\r\nIn addition, the same question remains for the anchoring of the skids. ','904','','','0000-00-00',0),(4563,0,541,'2016-05-26','As per the MOM of Skype meeting held on 11th may 2016, all open Points from several previous discussions are listed below. The topics that are newly raised will have a new topic ID to continue the discussion. In case any topic from previous discussions is not listed below, prompt that topic ID for discussion in future.\r\n\r\nMOM pt. No. 1= Topic ID: 53;\r\nMOM pt. No. 2= Topic ID: 53;\r\nMOM pt. No. 3= Topic ID: 47;\r\nMOM pt. No. 4= Topic ID: 55;\r\nMOM pt. No. 5= Topic ID: 43;\r\nMOM pt. No. 6= Topic ID: 56;\r\nMOM pt. No. 7= Topic ID: 57;\r\nMOM pt. No. 8= Topic ID: 58;\r\nMOM pt. No. 9=Topic ID: 24 & 52;\r\nMOM pt. No. 10= Topic ID: 25;\r\nMOM pt. No. 11= Topic ID: 51;\r\nMOM pt. No. 12= Topic ID: 26;\r\nMOM pt. No. 13= Topic ID: 59;\r\nMOM pt. No. 14= Topic ID: 38;\r\nMOM pt. No. 15= Topic ID: 60;\r\nMOM pt. No. 16 & 17= Topic ID: 62;\r\nMOM pt. No. 19= Topic ID: 21;\r\nMOM pt. No. 20= Topic ID: 40;\r\nMOM pt. No. 21= Topic ID: 57;\r\nMOM pt. No. 18= Topic ID: 61.','1134','','','0000-00-00',0),(4564,4546,541,'2016-05-24','Option, to use movable platform instead of rigid platform behind the skid module, TFS BV to enquire locally for suppliers, catalogues, cost, space requirements to move around with it, to be done for detailing purpose. Hence all utility headers to be connected at the back end of skids thus will be detached from crane structure.\r\nestimated completion date: 20th May 2016.\r\n\r\nplease update the status or revise the date as per your schedule.','1134','','','0000-00-00',0),(4565,4434,541,'2016-05-24','Revised crane sectional drawings are found ok and TFS IN can proceed further.(ref: Structure for 1.6 ton crane; rev. F)','1134','','','0000-00-00',0),(4566,0,541,'2016-05-24','Sample of skid-structure calculation to be shared for RFE/FFE module with TFS BV in order to confirm that Indian structure members can use with European codes.\r\n\r\nestimated date: 12/05/2016','1134','','','0000-00-00',0),(4567,4566,541,'2016-05-24','Sample of skid-structure calculation for RFE/FFE module uploaded (23rd May 2016) file name-sample structure calculation20160523','1134','','','0000-00-00',0),(4568,4411,541,'2016-05-24','For HAZOP documentation, sample Cause & effect and Control Philosophy provided by GF Biochemicals can be used for 15-47 job.','1134','','','0000-00-00',0),(4569,0,541,'2016-05-24','Tentative Module wise lots are as follows:\r\n0th lot: Crane Structure\r\n1st lot: RFE/FFE, ATFD-V\r\n2nd lot FCE, LLE\r\n3rd lot: ATFD-H\r\n4th lot: ACE, PFC, ATFE\r\n5th lot: CS, SPDU\r\nTFS IN to prepare tentative schedule assuming point no.55 gets resolved at the right time. this topic also covers topic ID.23','1134','','','0000-00-00',0),(4570,0,541,'2016-05-24','List of TAG number for field instruments to be exchanged between TFS IN and TFS BV, details and requirements of field instruments, based on list, the re-use of field instruments to be decided; List to be prepared, and to check with available instruments for usability and exchange.\r\nestimated date: 13/05/2016\r\nThis activity is consuming more time than that estimated. Probably may get complete till 27th May 2016','1134','','','0000-00-00',0),(4571,4570,541,'2016-05-24','Items to be reused from existing pilot plant:\r\n-	Electrical panel\r\n-	Field instruments\r\n-	SCADA/ PLC\r\n-	Chillers, heaters, PHE, etc.\r\n-	Utility module as such\r\n-	Electric motors\r\n-	Vacuum pumps\r\n-	All Laboratory units\r\n-	Bench scale unit\r\n-	Feed tanks\r\n-	Feeding/discharge trolleys.','1134','','','0000-00-00',0),(4572,0,541,'2016-05-24','Proposal for incorporation of current Electrical Panel into new Pilot Plant panel to be prepared by TFS IN. Proposal to be checked by local contractor. \r\nIt will be decided when Patil sir is back to office from their holidays.','1134','','','0000-00-00',0),(4573,4336,541,'2016-05-24','ATEX, Zone and area classification for new Pilot Plant would be confirmed by TFS BV.','1134','','','0000-00-00',0),(4574,4336,541,'2016-05-24','So far TFS BV has confirmed ATEX & Zone- 2, temp class T2 (300 deg C) (dt: 20/05/2016)\r\n\r\nIf any additional requirement (gas group, Ex ia / Ex d, etc) please let us know','1134','','','0000-00-00',0),(4575,4541,541,'2016-05-24','RFE / FFE setup PID (file name- TFS-15-47-05_R6) & ATFD-V setup PID (file name- TFS-15-47-PID-03_R5) uploaded on 20th & 24th May 2016 respectively. ','1134','','','0000-00-00',0),(4576,0,541,'2016-05-24','TFS BV to confirm steam condensate drain out direction on hall layout\r\n\r\nTFS IN received the mark up drawing for condensate location.','1134','','','0000-00-00',0),(4577,4379,541,'2016-05-24','Revised Feeding/Discharge system P&ID would be send to TFS BV. \r\nThese drawings would be send within couple of days.','1134','','','0000-00-00',0),(4578,0,541,'2016-05-24','Enquiry for electrical heat tracing for Feeding/Discharge system would be done by TFS BV.\r\n\r\nestimated date: 27/05/2016','1134','','','0000-00-00',0),(4579,0,541,'2016-05-24','Local switches for motors required.\r\n','1134','','','0000-00-00',0),(4580,4326,541,'2016-05-24','SCADA screen to have 2D flowscheme instead of 3D flowscheme.','1134','','','0000-00-00',0),(4581,4391,541,'2016-05-24','For cable tray routing tie in point needs to be decided by TFS BV','1134','','','0000-00-00',0),(4582,0,541,'2016-05-24','Time estimate for dismantling & assembly of existing panel at new Pilot Plant needs to be done. Time estimate for the activity can be decided depending on completion of Topic ID: 58 & 63','1134','','','0000-00-00',0),(4583,0,541,'2016-05-24','Comparison of Profibus communication & traditional communication would be done with a view of how much modification required for existing control Panel, Field instruments, cost implication, etc.\r\n','1134','','','0000-00-00',0),(4584,4563,541,'2016-05-25','Which topic is MOM pt NO 18?','1123','','','0000-00-00',0),(4585,0,572,'2016-05-26','Dear Sir,\r\n For MEE ATFD system ( TFS 15-129 ) control panel G.A drawing has been uploaded for your approval ','838','','','0000-00-00',0),(4586,4546,541,'2016-05-26','As discussed on 19-5-2016: A seperate bracket will be provided for the headers at the backside, to ensure proper alignment.','1123','','','0000-00-00',0),(4587,4411,541,'2016-05-26','As discussed 19-5-2016: Control philosophy + revised P&ID\'s to be available, without GA Drawings by 23-5-2016. Utility P&ID + 2D-Lay-out to be provided by 23-5-2016.','1123','','','0000-00-00',0),(4588,4576,541,'2016-05-26','Drawing with position of drains uploaded on 13-5-2016','1123','','','0000-00-00',0),(4589,4379,541,'2016-05-26','As discussed 19-5-2016: revised feeding/discharge system P&ID will be finished after Utility P&ID.','1123','','','0000-00-00',0),(4590,4391,541,'2016-05-26','Requested drawing for cable tray tie in point is uploaded on 18-5-2016','1123','','','0000-00-00',0),(4591,4503,541,'2016-05-26','The current vacuum pump is the Cobra NC 0100 B, so this one has to be considered from the specs sheet.','1123','','','0000-00-00',0),(4593,4411,541,'2016-05-26','Utility P&ID uploaded (file name-TFS-15-47-PID-20 (5 of 5)_R1)','1134','','','0000-00-00',0),(4594,4388,566,'2016-06-01','This is in reference to your comments dated 27th May 2016, \r\n1)	To your comment on cleaning of both units (ATFD-V + ATFD-H), we would like to bring to your kind notice that there is possibility of water entering into the bottom bearing housing which is lubricated with grease when completely flooded with water. This in turn will decrease the bearing life, thus generally we don’t recommend flooding the unit. Also we would like to know what current cleaning procedure you are practicing.\r\n2)	The seal vessels will be pressurized. Please review/comment on the revised drawings that are uploaded date: June 1, 2016 (file name-TP pot GA drawings Revision 3) so as to proceed further. It would be great if you can upload the new modified 2D Layout of the setup (ATFD-V + ATFD-H + Thermosyphon pots) so as to bring more clarity.','1134','Regarding your comment: 1) following your advice we will mount the seal vessels between 650 and 1000 mm. above the seals of the horizontal unit This means they cannot be positioned above the vertical unit as originally planned. Please note that while cleaning the complete unit (ATFD - H and ATFD - V) will be filled up with water. 2) According your revised drawing the seal vessels will be atmospheric. \r\n\r\nPlease confirm this is ok','1117','2016-05-27',0),(4595,4434,541,'2016-05-27','Crane vendor Reiling has added the rail and slotted holes into the rev F of the crane structure drawing. Autocad drawing has been uploaded. Please check drawing and give approval to additions of the crane supplier Reiling.\r\nFurtheron, remark of crane supplier is to give each steel connection of structure a proper/unique  marking, also include marking in drawings. These markings are necessary for assembly. Other remark of crane supplier is that bolts and nuts need to be european sizing, since the crane supplier doesn\'t have tools for other sizing (for example no US or UK size).','1123','','','0000-00-00',0),(4596,4546,541,'2016-05-27','For mobile platform prices and specs have been received. Genie-1930 new price €10500,-. Genie-1932 new price €10500,-. Genie-2632 new price €13550,-. Specs have been uploaded. Genie-1930/1932 can be found second hand for prices between €6000,- and €8000,- depending on condition and age, further it is unknown if this is including the yearly certification.','1123','','','0000-00-00',0),(4597,4552,566,'0000-00-00','','','Document: 4204_20160528_AcceptanceCiteriaHygienicDesign.pdf will be uploaded','1117','2016-05-28',0),(4598,0,576,'2016-05-30','Dear Sir,\r\nA) We have uploaded following documents for your reference:\r\n1. Flow Indicator GA Drawing (Item No-01)\r\n2. Flow Indicator GA Drawing (Item No-02)\r\n3.Bottom Lubrication Tank GA Drawing (Item No-03)\r\n4. Bottom Lubrication Tank GA Drawing (Item No-04)\r\n5. ATFD GA Drawing (Item No-05)\r\n6. ATFD GA Drawing  (Item No-06)\r\nB) We have uploaded following documents for your approval:\r\n1. ATFD Condenser GA Drawing (Item No-07)\r\n2. ATFD Condenser GA Drawing  (Item No-08)','1135','','','0000-00-00',0),(4599,0,576,'2016-05-30','Dear Sir,\r\nWe have uploaded ATFD Condenser GA  Drawing (Auto Cad) for your approval (Item No-07 & 08)','1135','','','0000-00-00',0),(4600,0,576,'2016-05-30','Dear Sir,\r\nWe have uploaded following  GA Drawing (Auto Cad Version) for your reference:\r\n1. Flow Indicator (Item No-01 & 02)\r\n2. Bottom Lubrication Tank (Item No-03 & 04)\r\n3. ATFD  (Item No-05 & 06)','1135','','','0000-00-00',0),(4601,0,573,'2016-05-31','Dear Sir,\r\nWe have uploaded MSN Scope of supply lines with Bought Out & Valves','1135','','','0000-00-00',0),(4602,4434,541,'2016-06-01','Drawings are checked & found OK. \r\n1. Necessary markings for assembly will be provided.\r\n2. In reference to the remark of using nuts & bolts of European sizing we need detail specification of the hardware (i.e. size, length, MOC,etc). ','1134','','','0000-00-00',0),(4603,4395,566,'2016-06-02','We have checked the sizes of the grooves, they are same as specified on the drawings. Both O\' rings are of large size- 208X3 mm is 217-218.86 mm approx. at actual and 50X3 mm is 52 - 53.65 mm approx. at actual.','1134','Re. size o-rings: please double check the size of the grooves. We ordered the size as prescribed on the portal: 208 x 3 & 50 x 3 mm. Size is inner diameter. We got order confirmation from Eriks with the right sizes. Which o-rings are too large? 50, 208 or both? What is the difference? Apologize for the questions, we want to be 100% sure before we order new o-rings. Supply is normally from stock so timing should be no issue. Re. material: EPDM food grade is correct since it has a high temperature resistance combined with good resistance against cleaning agents. Lack of oil resistance is no issue since the product is watery. \r\nThe other (spare) set is still at Bodec. ','1117','2016-06-01',0),(4604,4395,566,'2016-06-02','The O\'rings were not submerged in oil to facilitate mounting. Anyways this can be discussed during your visit. For your information 1) 208 mm O\' ring= circumference of O \'rings at Nashik is 697 mm. 2) 50 mm O \'ring= circumference of O\'ring at Nashik is 178 mm','1134','We checked the sizes of the spare set o-rings. Unfortunately our measurement cannot be super accurate since we do not have a caliber. However the difference 50 vs 52 mm / 208 vs 217 mm is obvious. Result: 50 mm o ring is 50 mm; 208 mm o-ring - circumference = 665 mm -> outer diameter = 211.6 mm -> inner diameter = 208.6 mm. (+/- 1 mm). Within the measure accuracy it seems that the o-rings as delivered have the correct size. We are sure we got 4 & 8 identical o-rings. We will order replacement for the o-rings you have in Nashik to be sure this will be no show-stopper. I will bring o-rings during my visit. Nevertheless we have to find the cause for the larger size of the o-rings in Nashik. Can you please check is the o-rings were submerged in oil to facilitate mounting them. EPDM swells in oil (also vegetable) this might be the cause of the larger size.','1117','2016-06-02',0),(4605,4388,566,'2016-06-02','Please let us know if you have gone through the ATFD-H & Seal vessels drawings so that we can proceed further.','1134','I saw the changes on the ATFD-H GA drawing and the seal vessels. No problem, please proceed with fabrication. We will fit compressed air on the ATFD-H seal vessels to achieve the right pressure in the barrier liquid. Providing a drawing of the exact location of the seal vessels is difficult since we do not have an autocad layout drawing. We will decide during the installation, keeping in mind that the lines should be < 1000 mm with minimum bents. position seal vessels: above seals.  Regarding cleaning: filling up the vertical ATFD is the common procedure at AVEBE. The first report which mentioned the cleaning procedure with filling up dated back to 2010. The reason of this procedure is that it is not possible to reach all places with the CIP balls. ','1117','2016-06-03',0),(4606,4395,566,'0000-00-00','','','Thank you for the clear comment. Could you please keep the o-rings in case we want to investigate further','1117','2016-06-02',0),(4607,4448,541,'2016-06-03','One additional remark concerning the CBspec excel file. On sheet: heat&cooling loads rev.2, the units in column x and Y (condensible load and subcooling load) should be kcal/hr instead of kg/h and deg C. Please also adjust.','1123','','','0000-00-00',0),(4608,0,575,'2016-06-03','We have uploaded ATFE + SPDU setup P&ID for your reference.','1133','TFS-16-045 ','1041','2016-06-06',0),(4609,4570,541,'2016-06-03','List of the existing Bought Out items uploaded. ','1134','','','0000-00-00',0),(4610,4448,541,'2016-06-03','Reply to the comments uploaded','1134','','','0000-00-00',0),(4611,4541,541,'2016-06-03','line, valve, instruments, equipment list for RFE-FFE  setup. (file name- 15-47-LIST-05-RFE-FFE_Several lists_R0)','1134','','','0000-00-00',0),(4612,4289,541,'2016-06-03','Remarks on Tagging Philosophy has been uploaded','1123','','','0000-00-00',0),(4613,4541,541,'2016-06-03','Remarks on TFS-15-47-PID-03_rev05 - ATFD-V Setup-Model has been uploaded','1123','','','0000-00-00',0),(4614,4541,541,'2016-06-03','Remarks on TFS-15-47-PID-05_rev06 - RFE-FFE Setup-Model has been uploaded','1123','','','0000-00-00',0),(4615,4541,541,'2016-06-06','Control Philosophy & Cause and effect sheet for RFE/FFE setup uploaded','1134','','','0000-00-00',0),(4616,0,557,'0000-00-00','','','GFBiochemicals has marked-up the P&IDs according to HAZOP report. I uploaded the revised MoM of HAZOP report as well, showing the relevant action items \r\n','1108','2016-06-06',0),(4617,4379,541,'2016-06-06','Revised Feed/Discharge PID uploaded (File- TFS-15-47-PID-11_R1)','1134','','','0000-00-00',0),(4618,0,575,'2016-06-06','We have uploaded control philosophy for your review.','1133','','','0000-00-00',0),(4619,0,575,'2016-06-06','We have uploaded vacuum and heater specification.','1133','Dear Amol,\r\nWhat is DVP?Is it a model number from Tekman?What is the quality of vacuum required?','1136','2016-06-07',0),(4620,0,557,'0000-00-00','','','GFBiochemicals has uploaded the revised P&IDs. Revision is based on HAZOP. \r\nColor codes:\r\nRed = remove\r\nBlue = update\r\n# = action item in HAZOP minutes of meeting\r\n\r\nPlease revise P&IDS accordingly and also  update the P&ID to GFBiochemicals house style according to the legend P&ID provided last week. Unfortunately GFBiochemicals does not have the AutoCad version of this legend P&ID. Hence you have to work from the scanned copy. ','1108','2016-06-06',0),(4621,0,557,'0000-00-00','','','GFBiochemicals has uploaded the typical layout for sample points. As per HAZOP the sample points have to be closed sample points to avoid potential release of MIBK to atmosphere while taking samples. ','1108','2016-06-06',0),(4622,4434,541,'2016-06-06','MOM6/6/2016: Markings on Drawings and on Structure will be available from TFS India. Installation manual: to be checked by TFS India. The nuts and bolts used (e.g. Types, MOC, size etc.) in the current design, to be specified by TFS India','1123','','','0000-00-00',0),(4623,4379,541,'2016-06-06','MOM6/6/2016: TFS India: FFE/RFE and ATFD-V will be finalized by Friday 10th of June;\r\nReview TFSBV: utility P&ID’s, Feed-Discharge, June 7th, 2016;\r\nFCE + LLE P&ID’s to be updated and uploaded by TFS India, Wednesday 8th of June\r\nTo be reviewed by TFSBV: FCE+LLE after upload of final revision, after 8/6/2016;\r\nACE and PFC to be available on web-tracking service, Monday 13th June \r\nCS + ATFD-H, to be confirmed;','1123','','','0000-00-00',0),(4624,4570,541,'2016-06-06','MOM6/6/2016: To review each and every item whether it can be re-used or not, with addition of specification of re-usability, e.g. Compression fittings etc. \r\nTFSBV to review the complete list\r\nTFSBV to add bought-out items bought in NL, to be re-used in new PP; \r\n','1123','','','0000-00-00',0),(4625,4448,541,'2016-06-06','MOM6/6/2016: Document: TFS-15-47 - Cold Brine Chiller spec sheet-20160519-reply CM20160603 \r\nCurrent system: TDS - Huber Unichiller 210Tw - 3028 0045 04 (Deze is geleverd!) (See uploaded PDF for technical Specs);\r\nSpec sheet: \r\nCapacity of CB2 to be updated with Flow-capacity, from 110-130 into 165Ltr/min\r\nUpdate cooling capacity incorporating CB1 (Current Huber to use for CT and PFC)\r\nPump head to be updated, incorporating Delta-P of 1.5 bar over the cooling supply required for CB1 (Current Huber system);\r\nInterconnectability of CB1 and CB2 send to TFS India by hand-sketch TFSBV has been uploaded\r\nCapacity to be updated accordingly;\r\n','1123','','','0000-00-00',0),(4626,4541,541,'2016-06-06','MOM6/6/2016: Provide HP data for the Feed and Discharge trolleys for gear-pumps, power, RPM;\r\nAdd data for peristaltic pumps into Control Philosophy and for C&E Diagrams, type, model, capacity, power and rpm; \r\nIs it possible to use [mbar] instead of [mmHg]/[Torr] in documentation and also in scada for all (absolute) pressure transmitters? \r\nDocuments to be reviewed by TFSBV;\r\n','1123','','','0000-00-00',0),(4627,4541,541,'2016-06-06','MOM6/6/2016: FFE/RFE: Model GA drawing to be provided June 7th, 2016 (with unrevised Nozzle Orientation);\r\nDesign and Operating parameters and location of respective nozzles etc.;\r\nNozzle orientation to be revised after 3D-Model review;\r\nATFD-V: date not yet committed from respective department;\r\n','1123','','','0000-00-00',0),(4628,4362,541,'2016-06-06','MOM6/6/2016: Design pressure of FCE-Calendria to be 12barg steam (Header pressure = 10barg, max.=12barg, hence design pressure = 12barg); ','1123','','','0000-00-00',0),(4629,4566,541,'2016-06-06','MOM6/6/2016: Assessment of Sample-structural calculations need to confirmed by External Assessor (Tielemans), PO for the same to be given Tuesday June 7th, 2016;\r\nOnce confirmed the 3D-Modelling of the Skids can commence;\r\n','1123','','','0000-00-00',0),(4630,4382,541,'2016-06-06','MOM6/6/2016: 3D-Modelling for the complete PP-hall, crane-structure to be done first, which can be useful for Crane Installation – especially i.r.t. clashes with ventilation/air-duct/exhaust/inlet systems;\r\nOption no.1: Lot number 1 as 3D Models (FFE/RFE + ATFD-V + Utility-Skid &#61664; 3D-Model), and other skids as Blocks;\r\n2D Lay Out of the Utility-skids to be uploaded by Chetan (NOTE: Lay out is still under review);\r\n','1123','','','0000-00-00',0),(4631,4578,541,'2016-06-06','MOM6/6/2016: Current Gear-pumps are equipped with a jacket for heat-tracing with a fluid. In case these complete pumps incl. jackets are electrically traced, it is questioned whether this will work properly is to be checked by TFSBV;\r\nConfirm logic of metal high heat-conductivity by supplier; \r\n','1123','','','0000-00-00',0),(4632,4566,541,'2016-06-07','Before giving PO to external assessor, Can you share the Details/Quotation for the same so as to get more clarity about what exactly would be assessed from the sample structure calculations.','1134','','','0000-00-00',0),(4633,4578,541,'2016-06-07','Chetan, can you explain what the route for the Feed & Discharge trolleys is planned to be? Do we get new trolley-skids, in which we re-use current gear-pumps and MFC\'s. Please specify what is supplied from TFS India in this perspective, and what is to be reused from current PP. \r\n\r\nWe need this information, in order to make a proper revision plan for the trolleys in time. \r\n\r\nIs it also possible to send us a 2D-Lay out of the trolleys?','904','','','0000-00-00',0),(4634,4541,541,'2016-06-07','RFE/FFE GA drawing uploaded (15-47-RFE-FFE- GA Drawing_rev.1)','1134','','','0000-00-00',0),(4635,4379,541,'2016-06-07','TFS-15-47-PID-10_rev01 - Feeding and Discharge system has been reviewed and uploaded','1123','','','0000-00-00',0),(4636,4578,541,'2016-06-08','as per discussion so far, trolleys would be of new design (TFS India), current gear pumps, motors would used, regarding flow meters it has to be discussed. To prepare a 2D layout of the trolleys I will need the details of gear pumps, motors, flow meters that are currently used. Exact scope of supply by TFS India would be informed later.','1134','','','0000-00-00',0),(4637,4379,541,'2016-06-08','TFS-15-47-PID-20_rev01 - Utility Model has been reviewed and uploaded','1123','','','0000-00-00',0),(4638,4379,541,'2016-06-08','Manual of vacuum pump has been uploaded. See page 8 for principle scheme which has to be implemented in Utility P&ID.','1123','','','0000-00-00',0),(4639,4379,541,'2016-06-08','Please send updated and last version of P&ID legend sheet (TFS-15-47-PID-00)','1123','','','0000-00-00',0),(4640,4379,541,'2016-06-08','FCE & LLE PIDs are uploaded 1. File- TFS-15-47-PID-06_R6[FCE] 2. TFS-15-47-04_R4[LLE]','1134','','','0000-00-00',0),(4641,4541,541,'2016-06-09','User manual of Witte gear pumps type Chem 2.78-1/2  has been uploaded. Al requested info is in this manual. Specification of the pump can be found on page 115, 121 and 122. Drawing with sizes can be found on page 147.','1123','','','0000-00-00',0),(4642,4541,541,'2016-06-09','Manual of Watson Marlow peristaltic pump 520U IP31has been uploaded. We have 1 of these pumps type 520 UN/R2. Specs can be found on page 13, dimensions on page 15, capacities  page 82 and following','1123','','','0000-00-00',0),(4643,4541,541,'2016-06-09','Manual of Watson Marlow peristaltic pump 520UN IP66 has been uploaded. We have 1 of these pumps, the 520UN/R. Specs can found on page 13, dimensions page 15, capacities page 82 and following.','1123','','','0000-00-00',0),(4644,4578,541,'2016-06-09','Gearpump motor specification and dimensions are uploaded. As written in topic 51 gearpump and peristaltic pump information has been uploaded as well.','1123','','','0000-00-00',0),(4645,4578,541,'2016-06-09','Feed and discharge mass flow meters information has been uploaded. Endress + Hauser Promass A 80A04 manual and photos of the current layout (the transmitter is not directly mounted on the meter).','1123','','','0000-00-00',0),(4646,4541,541,'2016-06-09','RFE / FFE setup PID (file name- TFS-15-47-05_R7) & ATFD-V setup PID (file name- TFS-15-47-PID-03_R6) uploaded.','1134','','','0000-00-00',0),(4647,4541,541,'2016-06-09','ATFD-V setup GA drawings uploaded','1134','','','0000-00-00',0),(4648,4434,541,'2016-06-10','Can you update the crane-drawings, including the changes and remarks that the crane-supplier made in Revision F? These changes had already been discussed and approved. \r\n\r\nIf all changes are incorporated, we can declare that new version (“Rev. G” ?) as final.\r\n\r\nCan we also include a stamp/remark that shows “Final” or “Approved for Production” to ensure that we all use the same final versions?\r\n','1123','','','0000-00-00',0),(4649,4566,541,'2016-06-10','Offer for review of the Skid-structural calculations by Tielemans and their deliverables has been uploaded. Please review and inform us to proceed, so we can release a Purchase Order.','1123','','','0000-00-00',0),(4650,4379,541,'2016-06-10','Review of the P&ID\'s TFS-15-47-PID-03_rev06 - ATFD-V Setup-Model; TFS-15-47-PID-04_rev04 - LLE Setup-Model; TFS-15-47-PID-05_rev07 - RFE-FFE Setup-Model and TFS-15-47-PID-06_rev06 - FCE Setup-Model have been uploaded','1123','','','0000-00-00',0),(4651,4379,541,'2016-06-10','Additional comment on ATFD-V P&ID rev 6: Torque and RPM measurement is missing. This instrument is also available in current pilot plant and can be reused.','1123','','','0000-00-00',0),(4652,4448,541,'2016-06-10','Incorporate vacuum pump heat load to cold brine capacity calculations (apprx. 3-5kW per pump; 3l/min at temperature difference of 25°C).','1123','','','0000-00-00',0),(4653,0,575,'2016-06-11','We have uploaded the kick off meeting minutes which was held on 7th June at Sanofi India Limited. ','1133','','','0000-00-00',0),(4654,0,575,'2016-06-11','We have uploaded 2D layout for your review.\r\nAs per our discussion during kick off meeting for proposed layout, we have uploaded the same with two options. Please review and confirm with which option we should proceed.','1133','','','0000-00-00',0),(4655,4379,541,'2016-06-11','PID of PFC uploaded (TFS-15-47-PID-07_R0)','1134','','','0000-00-00',0),(4656,4379,541,'2016-06-13','P&ID of ACE setup uploaded (TFS-15-47-PID-08_R0)','1134','','','0000-00-00',0),(4657,4541,541,'2016-06-13','Review of RFE-FFE and ATFD-V GA drawings has been uploaded. On the uploaded GA drawings general remarks have been made, these remarks are applicable for all GA drawings.','1123','','','0000-00-00',0),(4658,4541,541,'2016-06-13','Please send an example of a name plate for review.','1123','','','0000-00-00',0),(4659,4379,541,'2016-06-13','Review of TFS-15-47-PID-07_rev00 - PFC Setup-Model and TFS-15-47-PID-08_rev00 - ACE Setup-Model has been uploaded','1123','','','0000-00-00',0),(4660,4379,541,'2016-06-13','As send per e-mail of 13/6/2016. Before revising the P&IDs that has been reviewed please clarify on the following points. \r\nThis would save the time on further revisions.\r\n\r\nUtility PID: TFS-15-47-PID-20 sh1of5_rev01 - Utility Model-JST20160608\r\n\r\n1.	Comment TFSBV: All taps in hall are foreseen with warm water connection, this has to be supplied by TFS. Additionally the taps for the utility stations have to be foreseen with warm water. So please provide continuous warm water supply system (for example a heat exchanger for heating PWS with steam for the warm water supply).\r\n\r\nTFS-India: Can you explain for which applications hot water requirement is foreseen? And that too continuous supply?\r\n\r\nAnswer TFSBV: Hot water is required for all cleaning purposes (equipment, setups, high pressure cleaner, floor, parts in ultrasonic bath, etc.) on a daily basis, hence continuous supply is required.  Further also washing hands.\r\nHot water on tap is standard in NL.\r\nIf TFS India checks costs of continuous warm water supply system, we can check in NL for an alternative (electrical boiler)\r\n\r\n2.	Comment TFSBV: P&ID is build up as per layout. Depending on location of vacuum systems, it means that vacuum systems should be on sheet 3 (left hand side) and header goes from sheet 3 to 2 (to 1?) to 4 and finally to sheet 5.\r\n\r\nTFS-India: As headers connections to & from each sheets are properly shown then is this really required to shift the vacuum set up on the sheet no 3.\r\n\r\nAnswer TFSBV: Not necessary but sequences of branch connections should be correct.\r\n\r\n3.	Comment TFSBV: Line codes missing of:\r\n- branches\r\n- condensate lines from setups\r\n- condensate line to drain\r\n  Please add line codes\r\n\r\nTFS-India: For every utility lines that has been connected to the headers a unique TIE IN No has been given. This TIE IN points specifies the connections of each line on the set up to the header then what value addition will be achieved from adding lines codes of the branches, condensate lines so that they should be incorporated.\r\n\r\nAnswer TFSBV: To be added in final version of P&ID. This is for better readability.\r\n\r\nLLE PID: remarks-TFS-15-47-PID-04_R4\r\n\r\n1.	Comment TFSBV: Please draw DPT402 and DPT401 correctly. Thus including valves, drain, vent. Why not use same connection points as RLT measurements?\r\n\r\nTFS-India: Please explain why two options of level transmitters are suggested? At Pilot Plant Nashik- only DPT is used and has been working efficiently.\r\nDPT402 & DPT401 have a separate hook up diagram which will be supplied with next revision. To use same connections is a good option. During trials interface will be at only one location either at top side or bottom side so why not to use only one level transmitter that can be used interchangeably.\r\n\r\nAnswer TFSBV: The two options for level measurement is not our suggestion, for us only DPT measurement only is sufficient. Interchangeable measurement for DPT is OK, as long as mounting distances/sizes/etc of the measurement assembly  are identical for top and bottom (the assembly can be moved as 1 piece by disconnecting and connecting only 2 flanges, see hand sketch). Further on ATEX connectors to be used  for cabling.\r\n','1123','','','0000-00-00',0),(4661,0,557,'2016-06-13','In agreement with Mr. Aris de Rijke (GFB), a realistic time-frame for the 3D-Model Review would be the last week of September, 26/9 till 2/10. Please check with TFS-India planning if this is achievable. If so, we should start planning the same. ','904','','','0000-00-00',0),(4662,4541,541,'2016-06-13','Review on TFS-15-047 - RFE-FFE Line-Valve-Instrument-Equipment List-20160603 has been uploaded. General remark: make sure these lists are in line with the design data as given in the GA drawing.','1123','','','0000-00-00',0),(4663,4379,541,'2016-06-13','To reduce spillage of cold brine on equipment when rotor has to be exchanged, shutoff valves should be applied for cooling medium supply and return for the oil/mechanical seal cooling. Shutoff valves are applicable for bench scale ATFD, pilot scale ATFD and ATFE. Photos of a simple shutoff valve is uploaded.','1123','','','0000-00-00',0),(4664,0,574,'2016-06-13','Dear Sir,\r\nWe have uploaded Base Plan Details, Base Plate Details, Base Plate Reactions ','1135','','','0000-00-00',0),(4665,4382,541,'2016-06-15','Please send the 3D equipment layout drawings for ATFD-H, ACE, PFC, CS, utility and vacuum system skids.','1123','','','0000-00-00',0),(4666,0,557,'0000-00-00','','','GFBiochemicals uploaded a document, with confirmation to apply Technoforce and Intertek analytical data as basis for the process design and process perfomance guarantee','1108','2016-06-15',0),(4667,0,571,'2016-06-15','Dear Sir,\r\nPlease submit IQ, OQ,DQ certificate format so that we can proceed for documemtation.','1135','','','0000-00-00',0),(4668,0,572,'2016-06-15','Dear Sir,\r\nPlease submit IQ, OQ,DQ certificate format so that we can proceed for documemtation.','1135','','','0000-00-00',0),(4669,4448,541,'2016-06-16','Dear Justin,\r\n\r\nThe design basis of Pilot Plant is only One trial would be performed at a time.\r\nTherefore the case which we are discussing (PFC + FCE trial) is something which is different than that.\r\n\r\nAlso to conclude about chiller capacity can you please get the below listed details from chiller supplier:\r\n\r\nAs Cooling water is replaced with brine for UC210Tw (CB1) chiller as a cooling water utility replacement.\r\n\r\ncase 1. what would be the cooling load of brine(CB2) with temp +15 deg C, temp difference between supply/return & flowrate of brine if UC210TW (CB1) has a set point of -10 deg C\r\n\r\ncase 2. what would be the cooling load of brine (CB2) with temp +15 deg C, temp difference between supply/return & flowrate of brine if UC210TW (CB1) has a set point of 0 deg C\r\n\r\ncase 3. what would be the cooling load of brine (CB2) with temp +5 deg C, temp difference between supply/return & flowrate of brine if UC210TW (CB1) has a set point of -10 deg C','1134','','','0000-00-00',0),(4670,4448,541,'2016-06-16','flow rate of 3 - 4 lpm is ok & canbe traced from the manuals.\r\nBefore Incorporate vacuum pump heat load to cold brine capacity calculations (apprx. 3-5kW per pump has this been confirmed by the supplier. Also temperature difference of 25°C means supply& return of  is that correct.','1134','','','0000-00-00',0),(4671,0,566,'2016-06-16','FAT minutes of meeting (MOM) uploaded','1134','Please submit the outcome of the vacuum tests (Sr. No 11). We need the information regarding the exact size of the o-rings asap to make sure the o-rings can be delivered in time. Further we would like to have the manual of the ATFD-H or at least the part describing the exchange of the covers before June 27th (Sr.No 12) Thank you in advance. \r\n','1117','2016-06-20',0),(4672,4379,541,'2016-06-16','MOM16/6/2016.\r\nCS: P&ID\'s are ready to be uploaded June 17, 2016\r\nATFD-H: P&ID\'s are ready to be uploaded June 17, 2016\r\nStatus of other P&ID\'s:\r\nATFE: Not touched yet, will be handled in following lot\r\nSPDU: Not touched yet, will be handled in following lot\r\nATFD-V: Final. Benchscale stays in the skid, P&ID stays as is. In case of reuse, piping to be done as per 3D model, and installation/exchange of current benchscale ATFD to be done in Geleen. In case new Benchscale, unit, nothing changes. Final decision on reuse will be done later.\r\nTorque and RPM measurement will be implemented\r\nIsolation valves; to be indicated on P&ID by TFS BV\r\nMotor assembly in line with Rotor, check availability of gear-box for RPM-reduction from 1400 to ca. 760 (FC) and using VFD to reduce to 370RPM (ZC) à Motor HP to be checked accordingly\r\nLLE: RLT measurement will be removed. 2 DPT\'s will be installed. DPT\'s should be suitable for solidifying material. \r\nPreheaters/heatexchangers will be removed from P&ID. Instead heated feed tanks will be delivered 2x 200L and 1x 150L  (vacuumtight, with Temperature measurement, with agitator, mechanical seal). Existing 50L vessel can be reused.\r\nLLE: RLT measurement will be removed. 2 DPT\'s will be installed. DPT\'s should be suitable for solidifying material. \r\nRFE/FFE: Seperator is fabricated, with only one tangential nozzle provided, hence P&ID will be revised back into initial scenario\r\nFCE: Design Pressure / Hydrostatic test-pressure, to be ensured to be 12barg, in case not foreseen, install safety valve\r\nValve with ** and drain will be combined\r\nPFC: Temperature control on 3 or 4 jackets PFC, decided by final dimensions, since current PP has a too high feed-rate (60-100Ltr/hr)\r\nTemperature control is not fixed as such, operations are fairly straight \r\nACE: No points of discussion\r\nFeeding & Discharge: Trolley design important, all current equipment will be reused. \r\nUtility: STS3 must have control valve on header\r\nWarm water Boiler by NL, warm water header still to be provided by India\r\nFinal decision: vac1 will be waterring pump with 2x RBL\r\n\r\nAll revisions will be finished this week.\r\n','1123','','','0000-00-00',0),(4673,4566,541,'2016-06-16','MOM16/6/2016.\r\nIndia is in contact with local 3rd party (e.g. TUV, etc.) with european experience. According to them from 2014 into 2016 Euro-code a shop audit is needed. India to check if shop audit is really needed. TFSBV also to check with Tieleman if shop audit is needed. India needs 1 more week','1123','','','0000-00-00',0),(4674,4434,541,'2016-06-16','MOM16/6/2016. Gussets (corner pieces) are not shown on drawing. New drawing will be send coming Wednesday. Once this is finalised production can start (start before end of June 2016). Crane supplier is waiting for the final drawing.','1123','','','0000-00-00',0),(4675,4448,541,'2016-06-16','MOM16/6/2016. Concept with buffer tank has shortly been discussed. Hand sketch of system concept will be send by TFSBV.\r\nThe heat load of vacuum pump has to be obtained from the supplier (by TFSBV)','1123','','','0000-00-00',0),(4676,4448,541,'2016-06-16','Handsketch of Concept Cold Brine System with buffer has been uploaded.','1123','','','0000-00-00',0),(4677,4572,541,'2016-06-17','Typical schematic drawing for using Existing electrical panel along with new electrical panel has been uploaded.','1134','','','0000-00-00',0),(4678,4379,541,'2016-06-17','P&ID of ACE setup uploaded (TFS-15-47-PID-08_R1)','1134','','','0000-00-00',0),(4679,0,575,'2016-06-17','We have uploaded bought out specification sheet for instruments.\r\n\r\nAs per discussion with sales team, it is decided that Technoforce will be providing bought items specification datasheet for instruments & transmitters to Sanofi India Limited. (Sanofi needs to forward the same to E & H). All the technical discussion & model finalization will be done by Sanofi India limited and E &H.\r\n\r\nAfter finalization of model, only purchase order (PO) for these instruments will be given by Technoforce.\r\n\r\nNote: Technoforce may not be involved in delivery, testing of instruments on delivery or any E&H make instrument related issue at the stage of pre-commissioning,  commissioning and post commissioning.\r\n','1133','','','0000-00-00',0),(4680,4379,541,'2016-06-20','P&ID of RFE/FFE setup uploaded (TFS-15-47-PID-05_R8)','1134','','','0000-00-00',0),(4681,4379,541,'2016-06-20','P&ID of FCE setup uploaded (TFS-15-47-PID-06_R7)','1134','','','0000-00-00',0),(4682,4448,541,'2016-06-20','The vacuum pump heat load capacity to the cold brine system is 3,5kW (confirmed by supplier). This load is equal to the motor load.','1123','','','0000-00-00',0),(4683,4379,541,'2016-06-20','P&ID of Conical stripper setup uploaded (TFS-15-47-PID-09_R0)','1134','','','0000-00-00',0),(4684,4379,541,'2016-06-20','Review of P&ID ACE revision 1; RFE/FFE revision 8 and FCE revision 7 has been uploaded.','1123','','','0000-00-00',0),(4685,4671,566,'2016-06-20','New set O\' rings of exact dimensions has arrived yesterday evening, today vacuum test has been scheduled and the outcome of the test shall be uploaded in the evening.                                             Manual describing the part of exchange of the covers will be uploaded before June 27th.','1134','Please upload the outcome of the test with the o-rings so we can take action to have the o-rings available in time','1117','2016-06-22',0),(4686,4375,566,'2016-06-20','shipping details for transport of the ATFD-H can be confirmed once the activities related to topic ID: 9 are completed.','1134','','','0000-00-00',0),(4691,4541,541,'2016-06-21','Review of  TFS-15-47-RFE-FFE_rev0 - Control Philosophy has been uploaded.','1123','','','0000-00-00',0),(4692,4448,541,'2016-06-21','Questions TFS India (20/06/2016).\r\nWater consumption: As this water is replaced by CB2, so will the below mentioned flow rates be same for CB2 also? \r\nCooling capacity of CB1: Does it mean that the Cooling capacity(cooling power) of CB1 for various temp range should be taken as equal load on chiller condenser for which CB2 utility is foreseen.\r\nCooling water flow is depending on load and temperature. In general the outlet water temperature is approximately 35°C (as stated by supplier). \r\nIf 35°C is outlet temp. (delta T&#61664; 35-15= 20°C) This would decrease the flow rate of CB2 so please cross check (for calculation all of utilities: delta T of 5°C between supply & return is assumed)\r\n\r\nAnswers TFSBV\r\n1. At a load of 21 kW, cooling water temperature of 15°C and a flow 920l/min (as all stated in the spec sheet) the outlet temperature is calculated to be 34.6°C. At lower heat loads the flow decreases, but also the outlet temperature decreases. This is because the real control parameter is not the water outlet temperature but the cold gas temperature of the chiller. At a cooling water temperature of 15°C the maximum outlet temperature is 35°C.\r\n2. Water consumption: assuming the same outlet temperatures, the CB consumption will be more than the water consumption since the specific heat capacity of brine is lower than water (50% water/50%glycol the specific heat capacity is approx. 3.3 kJ/kg°C in stead of 4.2 kJ/kg°C for water).\r\n3. Cooling capacity: the spec gives the maximum cooling capacity for different temperature ranges, this given capacity is also the load to the CB2.\r\n','1123','','','0000-00-00',0),(4693,4382,541,'2016-06-21','New Europe Pilot plant Hall 3D & 2D drawings uploaded','1134','','','0000-00-00',0),(4694,4671,566,'2016-06-22','We have tested the equipment (TFS-15-116 ATFD-H) with 3mm thk and 208mm ID Neoprene O-Rings, and the vacuum test is okay. We confirm that the O-ring specifications sent to you are correct. Please proceed to ordering of EPDM O-rings at your end and ensure that the diameter supplied is matching with our specifications.                                           \r\nWe are ready to dispatch the ATFD-H by Saturday, 25th June. We will be sending across the Installation Manual before that.','1134','','','0000-00-00',0),(4695,4570,541,'2016-06-22','TFS-15-047 - EPP- Existing Bought Out Item list-20160622 has been uploaded','1123','','','0000-00-00',0),(4696,4578,541,'2016-06-22','2D & 3D of Feed/discharge trolley uploaded.','1134','','','0000-00-00',0),(4697,0,557,'0000-00-00','','','GFBiochemicals recieved the confirmation that we have to design our plant for external fire case. Please size Pressure Safety Relief valves for external fire according to API 521. ','1108','2016-06-23',0),(4698,4671,566,'2016-06-23','Procedure of Cartridge Dismantling & Assembly uploaded. This part explain the replacement of O\' rings.','1134','Thank you for the clear instruction. \r\nCould you please submit the full manual belonging to this machine? ','1117','2016-07-11',0),(4699,4578,541,'2016-06-23','Review of TFS- 15-47-Feed-Discharge Trolley- 2D drawing_Rev0 has been uploaded','1123','','','0000-00-00',0),(4700,4379,541,'2016-06-24','As agreed the PIDs with Proposal isolation valves has been uploaded. It concerns ATFE, ATFD-V, LLE and Feeding and Discharge P&ID\'s.','1123','','','0000-00-00',0),(4701,4379,541,'2016-06-24','Review of TFS-15-47-PID-09_rev00 - CS Setup-Model has been uploaded','1123','','','0000-00-00',0),(4702,4661,557,'2016-06-24','We are pleased to inform you that, the 3D model review can be scheduled in the mid of October provided that GFB is able to provide all structure member sizes on or before July 15th, 2016. Please note in case submissions of structure member sizes from GFB are delayed, it would subsequently affect the schedule. ','1133','GFBiochemicals agreed on a deadline of Jul 20, 2016  with our Italian civil contractor to provide the steel structure members. Pls advise whether mid October for 3D model review is still feasible.','1108','2016-06-27',0),(4703,0,557,'2016-06-24','In reference to MOM between GFB & TFS on June 22nd, 2016: can you please upload markup P&IDs that specifies the critical pumps so that they can be shown on P&IDs in next revision.','1133','GFBiochemical marked up the P&IDs wrt critical pumps. For the critical pumps a spare pump had to be installed. Selection of pump type is still pending. Pls advise on pump type for viscous ATFE bottom streams. ','1108','2016-06-27',0),(4704,4703,557,'2016-06-27','Amol, the Marked-up P&ID was uploaded by Mr. Aris de Rijke (GFB), last week June 23, called \"Sample P&ID equipment and instrument numbering phylosophy \". Please confirm receipt of the same. ','904','','','0000-00-00',0),(4705,4661,557,'2016-06-27','Even though the civil contractor extended his input by five days, we will manage 3D model review as per schedule i.e mid of October.','1133','Thank you! Is it possible to prepare the wire diagram (single line drawing) of steel structure with equipment loads before Friday July 8, so that our Italian civil engineering contractor can start next week with calculation of the structure?','1108','2016-07-04',0),(4706,0,557,'2016-06-27','In reference to MOM between GFB & TFS on June 22, 2016: \r\n1)	The weight of empty structure would be approximately 350 tons. \r\n2)	Estimated MIBK hold up in TFS skid is around 34 tons.\r\n','1133','','','0000-00-00',0),(4707,4382,541,'2016-06-28','The 3D and 2D layout drawings have been seen. Since we don\'\'t know reasoning of decisions it is wise to discuss this layout via a Skype meeting instead of sending comments.\r\nIn march I had some information exchange with Nitin about the implementation of the air exhaust ducting into the 3D model. This air ducting has to be installed before the crane structure is installed. I have uploaded the latest concept drawing, please implement this ducting into the model to check if there is any clashes with the crane structure. ','1123','','','0000-00-00',0),(4708,4379,541,'2016-06-28','P&ID of ATFD-V setup uploaded (TFS-15-47-PID-03_R7)','1134','','','0000-00-00',0),(4709,4379,541,'2016-06-29','Review of TFS-15-47-PID-03_rev07 - ATFD-V Setup-Model has been uploaded','1123','','','0000-00-00',0),(4710,4382,541,'2016-06-30','Piping 3D Layout of RFE/FFE set up & FCE set up has been uploaded','1134','','','0000-00-00',0),(4711,4434,541,'2016-07-01','1. Approved Crane Drawing (Rev. G) for crane supplier has been uploaded. Gussets are not shown on this drawing, as this will not affect crane supplier work  in any terms. (dimensional or any other) Thus clearance can be given to crane supplier to start production activities.                                                 2. Changes in crane drawing pertaining to Gussets will be shown in subsequent revision.','1134','','','0000-00-00',0),(4712,0,557,'0000-00-00','','','GFBiochemicals has uploaded the snow seismic and wind loads for steel structure. Although document is in Italian language, I think that formulas and loads are clear. Pls let me know whether this is sufficient or that you require an English translation\r\n','1108','2016-07-01',0),(4713,0,557,'2016-07-01','We have uploaded FCE setup PID which has been prepared referring to the sample PID provided by GFB. Review the same and comment/suggest changes if any, so that we can start preparing subsequent PID.','1133','GFBiochemicals reviewed this P&ID. See uploaded documents','1108','2016-07-04',0),(4714,4712,557,'2016-07-01','As PPT  that you have sent contains details as a images so it is difficult to edit & translate. It would be great if you provide English translation for the same. Also if you only provide the following data/values would also be sufficient for us;  1. snow load, 2. wind load, 3. seismic load','1133','','','0000-00-00',0),(4715,4379,541,'2016-07-01','RFE/FFE setup PID (TFS-15-47-PID-05_R9) and FCE set up PID (TFS-15-47-PID-06_R8) uploaded.','1134','','','0000-00-00',0),(4716,0,574,'2016-07-01','Dear Sir,\r\n Electrical and Instrument Control Panel G.A drawing and SLD for Stripper MEE , ATFD  System  has been uploaded for approval.','838','','','0000-00-00',0),(4717,0,574,'2016-07-02','Dear Sir, Electrical and Instrument Control Panel G.A drawing and SLD for Stripper MEE , ATFD System has been uploaded in PDF Format for approval.','838','','','0000-00-00',0),(4718,4379,541,'2016-07-04','MOM1/7: Monday 4/7 an updated P&ID legend sheet will be send by TFS India. Updated P&ID\'s of ACE, CS, LLE, PFC will be send on 5th of july. Feed & Discharge and Utility P&ID will be send 9th of july. ATFD-H P&ID will be send 10th july, including a torque measurement. \r\nCooling on top section of ATFD-V is requested to prevent blocking (this has been experience at several cases e.g. ASPEN, Avebe case). RFE/FFE and FCE Final P&ID is depending on 3D review. The 3D layout will be send today (1/7). Isolation valves will shown as per TFS BV comment.\r\n','1123','','','0000-00-00',0),(4719,4569,541,'2016-07-04','MOM 1/7: Overall schedule is for 70-80% complete. Now a schedule per module will be made, and crane will be included in LOT 1. TFS BV response time on document review is approx. 2-3 days. The first version of the overall schedule will be send Monday 4/7/2016. Goal for finalising the HAZOP is 25/7/2016.','1123','','','0000-00-00',0),(4720,4448,541,'2016-07-04','MOM1/7: For the CB2 chiller a capacity of 55-60kW is needed. For the steam-water mixer an offer is requested, but no reply received yet. Offer will be requested aagain including sizing.','1123','','','0000-00-00',0),(4721,4382,541,'2016-07-04','To save place, utilities can be placed on the roof of the storage room. This will be checked in the 3D model. The new chiller (CB2) to be placed outside, at the back of the building. Air ducting will drawn into 3D model to check for clashes.','1123','','','0000-00-00',0),(4722,4382,541,'2016-07-04','To save place, utilities can be placed on the roof of the storage room. This will be checked in the 3D model. The new chiller (CB2) to be placed outside, at the back of the building. Air ducting will drawn into 3D model to check for clashes.','1123','','','0000-00-00',0),(4723,4382,541,'2016-07-04','To save place, utilities can be placed on the roof of the storage room. This will be checked in the 3D model. The new chiller (CB2) to be placed outside, at the back of the building. Air ducting will drawn into 3D model to check for clashes.','1123','','','0000-00-00',0),(4724,4382,541,'2016-07-04','To save place, utilities can be placed on the roof of the storage room. This will be checked in the 3D model. The new chiller (CB2) to be placed outside, at the back of the building. Air ducting will drawn into 3D model to check for clashes.','1123','','','0000-00-00',0),(4725,4572,541,'2016-07-04','MOM 1/7: Chetan and an Instrument engineer will come to Netherlands and discuss with local contractor the reuse and works (end of August). This discussion with local contractor will be before construction and dispatch of the cabinets.','1123','','','0000-00-00',0),(4726,4572,541,'2016-07-04','MOM 1/7: Chetan and an Instrument engineer will come to Netherlands and discuss with local contractor the reuse and works (end of August). This discussion with local contractor will be before construction and dispatch of the cabinets.','1123','','','0000-00-00',0),(4727,0,567,'2016-07-05','We have uploaded Base plan Rev.01. Vacuum set up shifted towards Distillation column by 176 mm as per requirement  ','1007','','','0000-00-00',0),(4728,4661,557,'2016-07-05','Yes. Wire frame diagram will be uploaded on Friday. ','1133','','','0000-00-00',0),(4729,0,557,'2016-07-05','We are unable to download part-2, part-4, part-6, part-8 & part-10 file of GA drawing. Please again upload the same.','1133','We uploaded again, but also this time not able to open the documents. We will scan the documents again. ','1108','2016-07-06',0),(4730,0,573,'2016-07-06','Dear Sir,\r\nWe have uploaded Equipment 2D Layout for your reference. We have done changes in 2D Layout as per your requirement.','1135','','','0000-00-00',0),(4731,4379,541,'2016-07-06','Updated legend sheets uploaded','1134','','','0000-00-00',0),(4732,4379,541,'2016-07-07','Review of TFS-15-47-PID-05_rev09 - RFE-FFE Setup-Model and TFS-15-47-PID-06_rev08 - FCE Setup-Model has been uploaded.','1123','','','0000-00-00',0),(4733,4379,541,'2016-07-07','Review of TFS-15-47-PID-05_rev09 - RFE-FFE Setup-Model and TFS-15-47-PID-06_rev08 - FCE Setup-Model has been uploaded.','1123','','','0000-00-00',0),(4734,4379,541,'2016-07-07','Review of P&ID legend sheet has been uploaded. Please combine all the seperate legend sheets into 1 general/overall legend sheet which is applicable for all P&ID\'s of new pilot plant. ','1123','','','0000-00-00',0),(4735,4379,541,'2016-07-07','Thank you for your answers on our question on the RFE/FFE and FCE P&ID. Our reply on your feed back on TFS-15-47-PID-05_rev09 - RFE-FFE Setup-Model and TFS-15-47-PID-06_rev08 - FCE Setup-Model has been uploaded.','1123','','','0000-00-00',0),(4736,4382,541,'2016-07-08','Review of TFS-15-47-05-PIPING 3D_rev0 - 3D Piping Layout for RFE-FFE Set up has been uploaded.','1123','','','0000-00-00',0),(4737,4382,541,'2016-07-08','Review of TFS-15-47-06-PIPING 3D_rev0 - 3D Piping Layout for FCE Set Up has been uploaded','1123','','','0000-00-00',0),(4738,4379,541,'2016-07-08','Review of TFS-15-47-PID-10_rev00 - ATFD-H Setup-Model has been uploaded','1123','','','0000-00-00',0),(4739,4713,557,'2016-07-08','FCE setup PID rev.1 uploaded including all the changes proposed by GFB. Review the same and comment/suggest if any.','1133','','','0000-00-00',0),(4740,4661,557,'2016-07-08','Structural wire frame diagram uploaded (incl. of load). Hope this will be sufficient for the structure calculations. Based on this input, provide structure member sizes on or before agreed date.','1133','','','0000-00-00',0),(4741,4382,541,'2016-07-11','Autocad drawing files of hall have been uploaded.','1123','','','0000-00-00',0),(4742,4382,541,'2016-07-11','Revised piping 3D of RFE/FFE setup uploaded','1134','','','0000-00-00',0),(4743,4379,541,'2016-07-11','TFS-15-47-PID-05_R10 (RFE-FFE Setup uploaded)','1134','','','0000-00-00',0),(4744,4572,541,'2016-07-11','MOM 1/7: Detailing of Instrumentation & electrical cabling will be done based on conceptual drawing.','1134','','','0000-00-00',0),(4745,4572,541,'2016-07-11','MOM 1/7: 1.Details of power supply (location in Hall) to the feed trolleys to be provided by TFS BV. 2. Non- flameproof Torque sensor with a zener barrier arrangement will be provided for both ATFD-V & ATFD-H.','1134','','','0000-00-00',0),(4746,4448,541,'2016-07-11','Cold brine CBS2 buffer tank will be supplied by TFS IN.','1134','','','0000-00-00',0),(4747,4572,541,'2016-07-11','Ben/ Justin, Can you please update us on the following points: 1.) The specification required for new panel (if any) or to consider same as that of the existing panel. 2.) Any recent modification done in the panel? it will be great if you send the photos of the existing Panels.  ','1134','','','0000-00-00',0),(4748,4382,541,'2016-07-11','As per our internal review & MOM 1/7 to place the utilities on the roof of storage room now only Vacuum skid (VAC50 & VAC1) & CBS2 buffer tank will be placed on the roof of storage room.\r\nCBS2 brine unit outside the hall, and other utilities- HOS1, HOS2, CBS1 and Hot brine unit as a whole at its initial location. Updated 2D layout would be uploaded shortly.','1134','','','0000-00-00',0),(4749,4382,541,'2016-07-12','As mentioned during our meeting on 1/7: The maximum allowed load on the roof of the storage room is 250 kg/m2. If utilities are going to be placed on this roof, it needs to be checked if additional measures are necessary (for example reinforcement of the roof or an additional structure).','1123','','','0000-00-00',0),(4750,4572,541,'2016-07-12','Power supply and data connection point for feed and discharge trolleys simular as in Nashik pilot plant.  On each side of the hall one connection point to be foreseen on the wall, backside or front side of the skid. Trolleys to be connected with extension cables.','1123','','','0000-00-00',0),(4751,4448,541,'2016-07-12','OK, TFS IN to provide CB2 buffer tank. Does TFS IN also provide the recirculation pump for CB supply to header? Pump of the chiller will ensure circulation over the buffer tank. Please also update utility P&ID.','1123','','','0000-00-00',0),(4752,4572,541,'2016-07-12','First the cabinets (new, old and the combination) must be designed according to the codes IEC60364 and NEN1010 (is the dutch interpretation of the IEC60364). The design documents need to be assessed/reviewed to check conformity with the directives. After assessment the cabinets can be constructed according to the IEC60364 and NEN1010. When cabinets are installed on site, they have to be certified. After certification/approval according NEN1010 commissioning can be started. Only when the cabinets are NEN1010 approved the power is allowed to be switched on.','1123','','','0000-00-00',0),(4753,4382,541,'2016-07-12','Review of TFS-15-47-05-PIPING 3D_rev1 - 3D Piping Layout for RFE-FFE Set up has been uploaded.','1123','','','0000-00-00',0),(4754,4382,541,'2016-07-12','Review of TFS-15-47-05-PIPING 3D_rev1 - 3D Piping Layout for RFE-FFE Set up has been uploaded.','1123','','','0000-00-00',0),(4755,4379,541,'2016-07-12','TFS-15-47-PID-05_rev10 - RFE-FFE Setup-Model has been reviewed. We had no comments, so this P&ID can be stamped final/ready for construction.','1123','','','0000-00-00',0),(4756,0,577,'2016-07-13','We have uploaded 2D layout on the web server. Please review the same & comment if any.','1133','','','0000-00-00',0),(4757,4382,541,'2016-07-14','Review of TFS-15-47-03-PIPING 3D_rev0 - 3D Piping Layout for ATFD-V Set Up  and TFS-15-47-06-PIPING 3D_rev1 - 3D Piping Layout for FCE Set Up  have been uploaded','1123','','','0000-00-00',0),(4758,4503,541,'2016-07-16','according to MOM 16/6/2016: for VAC1- water ring & 2 nos of RBL are decided. so in this regards please update us on the specification required by TFS BV. If any inquiry has been floated then share the same. this needs to be finalized so that Vacuum skid + CB2 buffer tank skid design can be started. ','1134','','','0000-00-00',0),(4759,0,541,'2016-07-16','Hi Ben,   can you please send the photos with distances marked from end to end connection for the actuated valves that currently installed. These are required for making the spool distances pieces.','1134','','','0000-00-00',0),(4760,4572,541,'2016-07-18','TFS-15-47 Pictures Current E-Cabinet TFSBV - rev1 - Overview with Pictures of Existing E-Panels, PLC/MCC has been uploaded. Please let us know if you need any additional information at this stage. ','904','','','0000-00-00',0),(4761,0,541,'2016-07-19','Hi Ben, as u mentioned in comment no 58 panel will be design according to IEC60364.\r\nthere are seven parts under IEC60364 ,which  part we refer for panel design?\r\n ','1141','','','0000-00-00',0),(4762,4379,541,'2016-07-19','Review of TFS-15-47-PID-00_rev05 - Legend sheet; TFS-15-47-PID-04_rev05 - LLE Setup-Model and TFS-15-47-PID-07_rev01 - PFC Setup-Model have been uploaded.\r\nTFS-15-47-PID-08_rev02 - ACE Setup-Model has also been reviewed and we have no comments on the ACE P&ID rev02.','1123','','','0000-00-00',0),(4763,0,577,'2016-07-20','We have uploaded P&ID for your review','1133','','','0000-00-00',0),(4764,0,577,'2016-07-20','We have uploaded control philosophy for your reference.','1133','','','0000-00-00',0),(4765,4379,541,'2016-07-20','Hi Ben,\r\nIn reference to the new feed tanks (2 nos. X 200 Lit) that will be supplied to TFS BV. what type heating arrangement is foreseen (Hot brine/steam/electrical) ?','1134','','','0000-00-00',0),(4766,0,523,'2016-07-21','We have uploaded overall 3D model for ATFE and SPDU system.\r\nTo view the 3D equipment layout, you will have to install the free viewer from the following link: http://www.autodesk.com/products/navisworks/autodesk-navisworks-freedom ','1133','','','0000-00-00',0),(4767,4382,541,'2016-07-21','Drawing with measurements has been uploaded. The height of the storgae room walls has been included.','1123','','','0000-00-00',0),(4768,4759,541,'2016-07-21','Photos have been send by e-mail dd 19/7/2016','1123','','','0000-00-00',0),(4769,4761,541,'2016-07-21','E-mail with info has been send dd 19/7/2016','1123','','','0000-00-00',0),(4770,4572,541,'2016-07-21',' TFS-15-47 Pictures Current E-Cabinet TFSBV - rev2 - Overview with Pictures of Existing E-Panels, PLC/MCC has been uploaded. Please let us know if you need any additional information at this stage.  In Rev2 we have added some issue-pictures we have had with the current PP, please ensure we do not have these issues again this time, to save time and money.','904','','','0000-00-00',0),(4771,4766,523,'2016-07-21','Please ignore previous mail. \r\nfollow the link as http://www.technoforce.net/fileupload/tfs.zip to download overall 3D model.\r\n','1133','','','0000-00-00',0),(4772,4572,541,'2016-07-21','Update: For E-Panel another set of pictures was uploaded. Rev2-Part 2 is only containing the additional pictures. Please use both Rev1 + Rev2 for review of the same. ','904','','','0000-00-00',0),(4773,4671,566,'2016-07-21','The Maintenance and Operating Manuals have been uploaded.','904','','','0000-00-00',0),(4774,0,573,'2016-07-22','Dear Sir,\r\nElectrical and Instrument Control Panel G.A drawing  for 200 KLD MEE + ATFD System for approval','838','Please provide 2 Nos.of 30 HP feeders instead of 20 HP, for cooling water pumps.Otherwise the drg. is okay','775','2016-07-25',0),(4775,0,571,'2016-07-25','We have uploaded installation manual for skid.','1133','','','0000-00-00',0),(4776,4448,541,'2016-07-25','Offers and information of 60kW chillers has been uploaded. The upload also included a excel file comparing the different offers. Our shortlist is the offer of Carrier, Trane and Johnson Control. The offers of S-point/GWK and IPSS-LNEYA are too expensive.','1123','','','0000-00-00',0),(4777,4761,541,'2016-07-25','Hi Aniruddha,\r\n\r\nI have forwarded almost all IEC-Codes/Directives required for E-Panel design via Wetransfer, please confirm receipt of the same, since it is a package of 1Gb.\r\n\r\nRegards, Ben','904','','','0000-00-00',0),(4778,0,550,'2016-07-26','Link to download all electrical & PLC panel diagrams, test certificates, Bought out manuals & certificates and FAT documents,\r\n\r\nhttp://www.technoforce.net/fileupload/sgc.7z\r\n','1044','','','0000-00-00',0),(4779,4382,541,'2016-07-26','Review of TFS-15-47-04-PIPING 3D_rev0 - 3D Piping Layout for LLE Set Up has been uploaded','1123','','','0000-00-00',0),(4780,4661,557,'2016-07-26','Hi Aris, can you please update us on the status of final material balance GFB (Rev.8) and structural member sizes which were supposed to be supplied on 11th & 20th July, 2016 respectively.','1133','','','0000-00-00',0),(4781,0,523,'2016-07-27','Dear Sir ,\r\nFor SPDU system we have uploaded  Power and Instrument Cable Schedule and also Cable Termination Chart  for your reference.\r\n','838','','','0000-00-00',0),(4782,4382,541,'2016-07-29','3D equipment layout and 2D equipment layout have been reviewed. No comments on these layouts.\r\nA 3D pipiing layout is prefered, since now it is not clear how full the skid will be with piping.','1123','','','0000-00-00',0),(4783,4382,541,'2016-07-29','3D equipment layout and 2D equipment layout have been reviewed. No comments on these layouts.\r\nA 3D pipiing layout is prefered, since now it is not clear how full the skid will be with piping.','1123','','','0000-00-00',0),(4784,0,577,'2016-07-29','Dear Sir,\r\nElectrical and Instrument Control panel G.A drawing for approval.','838','','','0000-00-00',0),(4785,0,523,'0000-00-00','','','Please delete the 1015-JGTL-321-DCN-00037-00-000 and its supporting documents uploaded today.','1010','2016-07-29',0),(4786,0,577,'2016-08-01','2D layout rev.1 uploaded on the web server including all changes proposed during kick off meeting. Please go through it & comment if any. Once this layout is finalized, we will provide tentative equipment drawing.','1133','','','0000-00-00',0),(4787,0,541,'2016-08-01','Please update following for first lot Skids:\r\n- Line-Valve-Instrument-Equipment List\r\n- Cause & effect\r\n- Control Philosophy\r\n- Operating / Maintenance Manual','904','','','0000-00-00',0),(4788,0,578,'2016-08-03','We have uploaded 2D layout, P&ID and control philosophy for your reference.','1133','','','0000-00-00',0),(4789,0,567,'2016-08-03','We have uploaded control philosophy & IO list.','1133','','','0000-00-00',0),(4790,4357,541,'2016-08-03','Electrical Supply to Crane is given by Crane Supplier as follows:\r\nVoltage 400V / 50Hz, 3 phase\r\nAmperage from Crane: 16A total crane.\r\n\r\nIn addition to this minor information, I have requested the detailed Technical Specifications from the supplier. Once received I will upload them. ','904','','','0000-00-00',0),(4791,4503,541,'2016-08-03','Screw Vacuum Pump is BUSCH, Cobra NC 0100 B - I have uploaded the Installation and Maintenance instructions. On page 8, number 48, the P&ID-typical is shown. Furteron in same document, Page 13-19, the control-part for programming is discussed. It is important that canbling etc. is foreseen in vacuum-skid for the Solenoid-valve, the TE-transmitter and Alarm. Please update P&ID and E-Panel design accordingly. ','904','','','0000-00-00',0),(4792,4546,541,'2016-08-04','Comparison of three makes Mobile Platforms has been uploaded. From the spec-sheet, price and lead-time point of view, te Genie GS1930/1932 seems to be the best fit. ','904','','','0000-00-00',0),(4793,4578,541,'2016-08-05','Hi Ben,\r\nsample drawings for feed tanks (200 lit) and Gate & paddle feeder (for ATFD-H) has been uploaded.\r\nElectrical heat tracing is foreseen for these items. Dimensions specified are indicative. Based on this drawings RFQ for Electrical tracing can be raised. ','1134','','','0000-00-00',0),(4794,4506,541,'2016-08-05','AS per skype (3 Aug) please provide Grundfos pumps details for CRI 5-8 and CRI 3-6 (product no, model no) that is curently used by TFS BV.','1134','','','0000-00-00',0),(4795,4503,541,'2016-08-05','Thank you for the screw vacuum pump details. It would be great if you can send the 2D or 3D drawing of the Vacuum pump as agreed in skype (3 Aug)','1134','','','0000-00-00',0),(4796,0,541,'2016-08-05','As discussed and concluded during yesterday\'s (4th August) skype meeting  Cold Traps at the Vacuum skid are foreseen for the protection of Vacuum pumps and boosters and Cold Traps are foreseen at ATFD-V, ATFE & SPDU setups where High Vacuum is needed, hence cold traps at other setups are not required indeed.','1134','','','0000-00-00',0),(4797,0,541,'2016-08-05','Laboratory 2D layout uploaded','1134','','','0000-00-00',0),(4798,4434,541,'2016-08-05','Crane drawing Revision-H has been uploaded. ','1134','','','0000-00-00',0),(4799,0,578,'2016-08-09','We have uploaded bar chart for your reference where project execution steps & overall schedule highlighted.','1133','','','0000-00-00',0),(4800,0,578,'2016-08-09','As discussed in a kick off meeting, Please provide following details.\r\n1)	AutoCAD drawing of site layout.\r\n2)	Mentioned north direction on layout.\r\n3)	Control panel room location\r\n4)	ATFD distillate collection tank location.\r\n5)	Feed tank location.\r\n6)	Actual dimensional area for ATFD-H project.\r\nBased on the above data 2 D layout will revise and send it to Mylan for approval.\r\n','1133','','','0000-00-00',0),(4801,0,578,'2016-08-09','Revised P&ID uploaded where all changes incorporated, as discussed during Kick off meeting.','1133','','','0000-00-00',0),(4802,4434,541,'2016-08-10','is there also a 2D-lay out drawing for the exact position of the crane in the hall available? This would be required for the Crane-supplier and his installation-contractor for proper positioning.','904','','','0000-00-00',0),(4803,4434,541,'2016-08-10','1.) Is it possible to upload an installation guide/instruction for Crane-supplier and construction-contractor? 2.) Can you send an item-list, and how items are labelled, of the crane structure?','904','','','0000-00-00',0),(4804,0,549,'2016-08-10','Steam line isometris uploaded.','1133','','','0000-00-00',0),(4805,0,541,'2016-08-10','3D Model is only showing Vent-header for Skid-box exhaust. The Skid-frontheader is not shown in the 3D. Please update the 3D Model, incorporating the secondary frontheader. ','904','','','0000-00-00',0),(4806,0,541,'2016-08-10','Document plan which lists down all documents, revisions, date, finalization, status etc.. This provides a comprehensive overview of all Documents. ','904','','','0000-00-00',0),(4807,4503,541,'2016-08-12','Can you update on the status of 2D/3D drawing of the Screw Vacuum pump?','1134','','','0000-00-00',0),(4808,4379,541,'2016-08-12','P&IDs of all setup has been uploaded with the latest revisions except for Feed & discharge setup & SPDU.','1134','','','0000-00-00',0),(4809,4382,541,'2016-08-12','Piping 3D of Conical stripper uploaded\r\n','1134','','','0000-00-00',0),(4810,4797,541,'2016-08-16','Laboratory 2D layout rev1 uploaded. (15-47-2D-PP laboratory_R1)','1134','','','0000-00-00',0),(4811,4448,541,'2016-08-16','Floor plan/base plan for crane structure uploaded.  (TFS-15-47-Crane base Plan_R0)','1134','','','0000-00-00',0),(4812,4379,541,'2016-08-16','revised PIDs for LLE & Conical stripper uploaded. [15-47-PID-04_R7 (LLE)\r\n15-47-PID-09_R2 (CS)]','1134','','','0000-00-00',0),(4814,4382,541,'2016-08-18','Hello Ben,    As the  file size of TFS-15-47-Hall 3D  is higher it cannot be uploaded on the web server thus it can be downloaded from the link:  http://www.technoforce.net/fileupload/TF.7z','1134','','','0000-00-00',0),(4815,4379,541,'2016-08-18','Review of following P&ID\'s uploaded: LLE, CS, FCE, ATFD-H, SUV. For SUV 3of3, the same remarks hold as for SUV 2of3, therefore not uploaded. Mainly the focus for those is on SUV implementation. ','904','','','0000-00-00',0),(4816,0,541,'2016-08-22','2D (DWG) and 3D (STP) files of Dry Vacuum Pump - Busch Cobra NC-0100-C - have been uploaded. Typical P&ID of the same will follow from supplier for incorporation. ','904','','','0000-00-00',0),(4817,0,541,'2016-08-22','Details Flow-meter for install in CB2-supply header, at pump-discharge-side CB2 circulation-pump. ECON Coldw. meter ECON 8210 QN10 2\". PN 16 bar, 30 cm length - see uploaded details.','904','','','0000-00-00',0),(4818,0,578,'2016-08-22','We have uploaded control panel drawing for your approval.','1133','','','0000-00-00',0),(4819,4546,541,'2016-08-22','Mobile Platform is ordered - Genie GS-1930 and will be delivered at short notive. Topic closed','904','','','0000-00-00',0),(4820,0,541,'2016-08-22','Scope definition required for Unloading, Erection, Positioning, Placement, Levelling, installation of Skids - for that we need detailed scope, dimensions of consignments and skids, weights of individual skids, number of skids/boxes etc. number of interconnecting piping (flanges) and supportive documentation. \r\n','904','','','0000-00-00',0),(4821,4382,541,'2016-08-22','Piping 3D of Conical stripper review TFSBV - uploaded','904','','','0000-00-00',0),(4822,4379,541,'2016-08-24','Review of following P&ID\'s uploaded: RFE-FFE and PFC. Mainly the focus for those is on SUV implementation.','904','','','0000-00-00',0),(4823,4448,541,'2016-08-24','TFS-15-47 - Serial numbers HUBER Systems, have been uploaded. Please check with Huber India for implementation of Profibus-communication interface.','904','','','0000-00-00',0),(4824,4379,541,'2016-08-24','Review of following P&ID\'s uploaded: ATFD-V and ATFE','904','','','0000-00-00',0),(4825,0,578,'2016-08-24','We have uploaded revised control panel drawing. We have included all the changes proposed by Mylan. Also we attached panel specification for your approval. Please provide approval on both the documents.','1133','','','0000-00-00',0),(4826,4448,541,'2016-08-25','CB2 Chiller has been selected - Make: Carrier, Type: 30RBS080, Design Inlet=8degC, Outlet=2degC, 35degC ambient condition, capacity=62kW. Details, dimensions, etc. of the system have been uploaded.','904','','','0000-00-00',0),(4827,4448,541,'2016-08-25','Outlet-temp setpoint to Carrier CB2-Chiller can be set via 4-20mA signal. Please incorporate TE-transmitters in Inlet and Outlet of chiller as well. ','904','','','0000-00-00',0),(4829,4448,541,'2016-08-26','CB2-Chiller is to be placed outside at our backyard. The CB2-Chiller needs to be placed on a framework, 30cm above the ground, but not more, since the height difference is required for NPSH of the pump.\r\n\r\n','904','','','0000-00-00',0),(4830,0,579,'2016-08-31','Dear Sir,\r\nGA drawings of equipments has been uploaded for review. Send your comments (if any) and approval on drawings.','1134','','','0000-00-00',0),(4831,0,578,'2016-09-02','We have uploaded 2D layout for your approval.','1133','','','0000-00-00',0),(4832,0,541,'2016-09-05','Position of Condensate Line: Why is the condensate-line positioned at 0.5m above the floor? This is an undesired obstruction in the passage. Please position as low as possible, near the floor, same as current PP. Please incorporate in all 3D-Models. ','904','','','0000-00-00',0),(4833,4379,541,'2016-09-06','Review of following P&ID\'s uploaded:\r\nTFS-15-47-PID-20-rev03 - Utility Model - 6x P&ID\'s','904','','','0000-00-00',0),(4834,0,580,'2016-09-07','We have uploaded P&ID, 2D layout and control philosophy for your 120 KLD stripper, QEE & SD setup.','1044','','','0000-00-00',0),(4835,4379,541,'2016-09-07','TFS-15-47-Typical for Screw Vacuum Pump - SVP-2501 uploaded.','904','','','0000-00-00',0),(4836,0,523,'2016-09-07','Dear Sir, Please refer below link to download the Bentley 3D model database,\r\nhttp://www.technoforce.net/fileupload/14-83.zip','1044','','','0000-00-00',0),(4837,0,523,'2016-09-07','Dear Sir, we have uploaded the STAAD native file on webserver.','1044','','','0000-00-00',0),(4838,0,576,'2016-09-08','We have uploaded GA drawings for your approval.','1133','','','0000-00-00',0),(4839,4379,541,'2016-09-12','Review of following P&ID\'s uploaded: ATFD-V and ATFE ','904','','','0000-00-00',0),(4840,4379,541,'2016-09-12','TFS-15-47-PID-08_rev04 - ACE Setup-Model - This P&ID is ok, can be declared FINAL. ','904','','','0000-00-00',0),(4841,0,523,'2016-09-12','Dear Sir, We have uploaded the piping and structure MTO for ATFE and SPDU setup.','1044','','','0000-00-00',0),(4842,4379,541,'2016-09-12','P&ID RFE/FFE_Rev.12, ATFD-V_Rev.11 and ATFD-H_Rev.03 can be considered FINAL. ','904','','','0000-00-00',0),(4843,0,575,'2016-09-14','We have uploaded GA drawing for your reference.','1133','','','0000-00-00',0),(4844,0,523,'2016-09-14','Dear Sir,\r\nWe have uploaded Technical Data Sheet  and users manual of PLC ( Control Logix 1756 ) for your reference.','838','','','0000-00-00',0),(4845,4379,541,'2016-09-16','P&ID CS_rev03 and FCE_rev11 can be considered Final. ','904','','','0000-00-00',0),(4846,4379,541,'2016-09-16','P&ID Review LLE_Rev08 and ATFE_Rev07, uploaded. Only small remaining issues related to 3D Model review. ','904','','','0000-00-00',0),(4847,0,583,'2016-09-20','Dear Sir,\r\nGA Drawings have been uploaded.\r\n\r\nKindly note that GA Drawings of ATFD (Sludge Dryer) & Condenser are for Reference and Approval respectively. ','1154','','','0000-00-00',0),(4848,0,583,'2016-09-20','Dear Sir/Madam,\r\nWe request you to send the Site Layout, (Level wise Elevations) and available space for Sludge Dryer so that we can proceed with tentative 2D Layout.','1154','','','0000-00-00',0),(4849,0,541,'2016-09-24','MCC+ PLC and PDB Panel , GA Drawing , SLD , Electrical Wiring Diagram has been uploaded .','838','','','0000-00-00',0),(4850,0,575,'2016-09-26','Dear Sir ,\r\nMCC and PLC Control Panel GA drawing has been uploaded for approval','838','','','0000-00-00',0),(4851,0,523,'2016-09-26','Control valve specifications have been uploaded on the webserver. Datasheets are filled as per information submitted by vendor during technical discussion.','1133','','','0000-00-00',0),(4852,0,523,'2016-09-26','Pump hydraulics uploaded on the web server.','1133','','','0000-00-00',0),(4853,0,550,'2016-09-26','Control valve specifications have been uploaded on the webserver. Datasheets are filled as per information submitted by vendor during technical discussion.','1133','','','0000-00-00',0),(4854,0,550,'2016-09-26','As per your requirement for the hydrogenation skid (job no. 15-44), the instrument data needs to be updated in document named ‘C-1470 - Instrument Index (R0)’ but unfortunately we’re unable to trace the document from archive and also from the communication so far. Could you please resend this document? ','1133','','','0000-00-00',0),(4855,0,575,'2016-09-26','We have uploaded P&ID rev.2 for your reference.','1133','','','0000-00-00',0),(4856,4382,541,'2016-09-27','TFS-15-47-10-PIPING 3D_rev0 - 3D Piping Layout for ATFD-H Set up - Review BB20160927 - Uploaded','904','','','0000-00-00',0),(4857,0,580,'2016-09-27','As per yesterdays telecom, you have  confirmed on following points\r\n•	MSN wants two spare feeder on panel, 3 & 5 hp each without switchgear\r\n•	Blower discharge will get connected  to the scrubber inlet\r\n','1156','','','0000-00-00',0),(4858,0,571,'2016-09-28','We have uploaded IQ, OQ and DQ for your reference.','1133','','','0000-00-00',0),(4859,0,572,'2016-09-28','IQ, OQ and DQ are uploaded for your reference.','1133','','','0000-00-00',0),(4860,0,541,'2017-01-16','I have uploaded the PC glass mounting drawings, this will help you to mount the frames after skid erection at PPBV.\r\nThe drawings had numbers on each frame and same tag number has been applied on the frames physically.','1044','','','0000-00-00',0);

--
-- Table structure for table `referencedoc_master`
--

CREATE TABLE `referencedoc_master` (
  `docid` int(11) NOT NULL AUTO_INCREMENT,
  `jobid` int(11) NOT NULL DEFAULT '0',
  `docname` text NOT NULL,
  `docpath` text NOT NULL,
  `date` date NOT NULL DEFAULT '0000-00-00',
  PRIMARY KEY (`docid`)
) ENGINE=MyISAM AUTO_INCREMENT=16 DEFAULT CHARSET=latin1;

--
-- Dumping data for table `referencedoc_master`
--

INSERT INTO `referencedoc_master` VALUES (9,24,'temp','temp.txt','2006-08-08'),(14,180,'Bottom Assembly Drawing & Maintenance Precedure','LOG01R.log','2007-01-07'),(13,180,'Top Assembly Drawing & Maintenance Precedure','webmailerr.txt','2007-01-07'),(15,184,'Testing','168-1206536500trial_plan_change.doc','2008-03-26');

--
-- Table structure for table `services`
--

CREATE TABLE `services` (
  `sid` int(11) NOT NULL AUTO_INCREMENT,
  `uid` int(11) NOT NULL DEFAULT '0',
  `serviceid` int(11) NOT NULL DEFAULT '0',
  PRIMARY KEY (`sid`)
) ENGINE=MyISAM AUTO_INCREMENT=2942 DEFAULT CHARSET=latin1;

--
-- Dumping data for table `services`
--

INSERT INTO `services` VALUES (1,6,2),(208,7,3),(207,7,2),(206,7,1),(35,2,3),(34,2,2),(33,2,1),(205,7,0),(180,37,0),(165,26,0),(111,25,1),(32,2,0),(2857,1144,1),(1813,730,0),(390,108,2),(389,108,1),(161,9,3),(160,9,2),(398,112,2),(397,112,1),(573,111,1),(1643,478,1),(72,16,0),(467,137,2),(82,17,0),(707,236,1),(2926,271,3),(2925,271,2),(1032,387,2),(1031,387,1),(1030,386,2),(1029,386,1),(159,9,1),(158,9,0),(110,25,0),(2710,24,1),(2709,24,0),(115,27,0),(116,27,1),(808,280,2),(807,280,1),(400,113,2),(399,113,1),(140,29,3),(139,29,2),(138,29,1),(137,29,0),(1125,430,1),(184,42,0),(183,41,0),(182,40,0),(2520,1021,2),(2380,972,2),(149,32,0),(150,33,0),(151,34,0),(974,366,0),(153,36,0),(406,118,0),(405,117,0),(404,116,0),(403,115,0),(176,39,0),(177,39,1),(178,39,2),(179,39,3),(181,37,1),(485,44,1),(187,45,1),(192,48,1),(190,47,1),(195,49,1),(1090,411,0),(1089,410,0),(271,52,1),(209,53,0),(210,53,1),(211,53,2),(212,53,3),(259,54,3),(258,54,2),(257,54,1),(256,54,0),(217,56,0),(218,56,1),(219,56,2),(220,56,3),(221,57,0),(222,57,1),(223,57,2),(224,57,3),(225,58,0),(226,58,1),(227,58,2),(228,58,3),(263,63,1),(262,59,2),(261,59,1),(260,59,0),(241,62,2),(240,62,0),(238,61,0),(245,60,0),(264,64,0),(265,66,0),(266,67,0),(267,69,1),(269,47,2),(497,144,2),(496,144,1),(1013,364,2),(1101,406,0),(276,26,1),(277,8,1),(278,68,1),(279,60,1),(280,8,0),(281,5,0),(282,1,0),(283,68,1),(284,68,2),(285,69,1),(286,69,2),(487,70,2),(486,70,1),(495,143,2),(1038,390,0),(1037,389,0),(1035,388,1),(293,73,1),(294,73,2),(295,74,1),(296,74,2),(297,75,0),(298,76,0),(299,77,1),(300,77,2),(301,60,2),(302,78,1),(303,78,2),(304,78,1),(305,78,2),(306,79,1),(307,79,2),(308,80,1),(309,80,2),(494,143,1),(489,81,1),(312,82,1),(313,82,2),(353,83,3),(352,83,2),(358,84,2),(357,84,1),(865,85,3),(864,85,2),(320,86,1),(321,86,2),(454,135,0),(451,87,1),(324,88,1),(325,88,2),(326,89,1),(327,89,2),(806,134,2),(452,90,1),(492,142,1),(491,91,1),(332,92,1),(333,92,2),(2722,1086,2),(338,94,2),(337,94,1),(351,83,1),(863,85,1),(359,84,3),(360,95,1),(361,95,2),(493,142,2),(490,96,1),(2887,97,3),(2886,97,2),(2885,97,1),(2884,97,0),(2538,1023,2),(2537,1023,1),(2522,1022,2),(2521,1022,1),(2894,99,3),(2893,99,2),(2892,99,1),(2891,99,0),(1091,412,1),(1650,656,2),(1104,415,0),(2924,271,1),(709,237,1),(708,236,2),(1716,685,2),(1715,685,1),(947,352,0),(393,110,1),(394,110,2),(643,198,0),(408,120,0),(409,121,0),(461,122,1),(412,123,1),(413,123,2),(414,124,1),(415,124,2),(483,138,3),(475,125,1),(418,126,1),(419,126,2),(420,127,1),(421,127,2),(466,137,1),(463,128,1),(424,129,1),(425,129,2),(441,130,3),(440,130,2),(465,131,2),(464,131,1),(439,130,1),(447,132,3),(446,132,2),(449,133,2),(448,133,1),(445,132,1),(450,133,3),(918,341,1),(2480,1011,2),(2479,1011,1),(2478,1010,2),(641,196,0),(638,195,0),(482,138,2),(481,138,1),(470,139,1),(471,139,2),(472,4,1),(473,140,1),(474,140,2),(479,141,1),(480,141,2),(572,111,0),(527,145,1),(528,145,2),(529,146,1),(530,146,2),(534,147,1),(533,147,0),(535,147,2),(536,147,3),(537,128,2),(538,148,1),(539,148,2),(540,149,1),(541,149,2),(542,150,1),(543,150,2),(544,151,1),(545,151,2),(546,90,2),(547,87,2),(553,152,2),(552,152,1),(943,349,0),(558,153,1),(942,154,0),(564,155,1),(565,155,2),(566,117,1),(567,117,2),(568,156,1),(569,156,2),(570,4,0),(574,111,2),(575,157,1),(576,157,2),(849,300,1),(848,158,0),(579,159,1),(580,159,2),(1025,262,1),(582,161,0),(583,162,0),(584,163,0),(585,164,0),(586,165,0),(805,134,1),(592,135,1),(593,167,1),(594,167,2),(595,168,1),(596,168,2),(597,169,0),(598,170,0),(599,171,0),(600,172,1),(601,172,2),(633,192,2),(632,192,1),(631,191,2),(630,191,1),(727,244,0),(629,176,1),(614,177,0),(615,178,0),(616,179,0),(617,180,0),(618,181,0),(619,182,0),(620,183,0),(621,184,0),(622,185,0),(818,282,1),(624,187,0),(625,188,0),(626,189,1),(627,189,2),(628,190,0),(635,193,0),(637,194,0),(644,199,0),(645,200,0),(646,197,0),(647,201,0),(648,202,0),(649,125,0),(650,203,0),(651,204,0),(652,205,0),(653,206,0),(654,207,0),(655,172,0),(665,213,2),(664,213,1),(658,209,1),(659,209,2),(660,210,1),(661,210,2),(662,211,0),(663,212,0),(666,214,1),(667,214,2),(668,215,1),(669,215,2),(670,216,0),(671,217,0),(672,218,0),(673,219,0),(674,218,1),(675,218,2),(676,219,1),(677,211,1),(678,211,2),(679,220,1),(680,220,2),(681,221,0),(682,222,1),(683,222,2),(684,223,1),(685,223,2),(697,224,2),(696,224,1),(688,225,1),(689,225,2),(690,226,1),(691,226,2),(692,183,1),(693,183,2),(694,227,1),(695,227,2),(1024,228,2),(699,229,0),(1474,230,1),(701,231,1),(702,231,2),(703,232,0),(820,233,3),(705,234,0),(706,235,0),(710,237,2),(711,238,1),(712,238,2),(713,239,1),(714,239,2),(716,240,0),(730,247,0),(726,243,0),(728,245,0),(729,246,0),(731,248,0),(732,244,1),(733,244,2),(734,245,1),(735,246,1),(736,247,1),(737,247,2),(738,248,1),(1028,385,2),(740,250,0),(741,251,0),(742,252,1),(743,252,2),(744,253,0),(745,254,0),(746,255,0),(917,340,0),(1036,241,1),(749,256,1),(750,256,2),(800,257,2),(799,257,1),(756,260,0),(755,259,0),(758,261,0),(759,262,0),(1027,385,1),(1026,262,2),(762,250,1),(763,255,1),(764,263,1),(765,263,2),(766,264,1),(767,264,2),(768,265,1),(769,265,2),(770,266,0),(771,253,1),(772,253,2),(773,254,1),(774,267,1),(775,267,2),(776,268,0),(777,269,0),(778,270,0),(1117,425,2),(1116,425,1),(2919,272,4),(821,283,1),(786,274,0),(787,275,1),(788,275,2),(789,276,1),(790,276,2),(791,277,1),(792,277,2),(796,278,2),(795,278,1),(801,279,1),(802,279,2),(804,134,0),(814,273,0),(819,282,2),(822,283,2),(823,284,1),(824,284,2),(825,285,0),(826,286,0),(827,287,0),(828,288,0),(946,289,0),(830,290,0),(831,291,0),(832,292,0),(833,293,0),(834,294,0),(835,195,1),(836,195,2),(837,295,1),(838,295,2),(839,296,1),(840,296,2),(841,297,1),(842,297,2),(843,298,1),(844,298,2),(845,299,1),(846,299,2),(850,300,2),(853,303,0),(852,302,0),(854,304,0),(855,305,1),(856,305,2),(857,306,1),(858,306,2),(859,307,1),(860,307,2),(861,308,1),(862,308,2),(866,309,0),(867,310,0),(868,311,1),(869,311,2),(870,312,1),(871,312,2),(872,313,1),(873,313,2),(874,314,1),(875,314,2),(876,240,1),(877,315,1),(878,315,2),(879,316,1),(880,316,2),(2720,317,2),(2719,317,1),(883,318,0),(884,319,0),(1717,587,1),(966,353,0),(887,322,1),(888,322,2),(889,323,1),(890,323,2),(891,324,1),(892,324,2),(893,325,1),(894,325,2),(895,326,1),(896,326,2),(897,327,0),(898,328,0),(899,329,1),(900,329,2),(901,330,1),(902,330,2),(903,331,0),(904,332,0),(905,333,0),(906,334,0),(907,335,1),(908,335,2),(909,336,1),(910,336,2),(911,337,1),(912,337,2),(913,338,1),(914,338,2),(915,339,0),(919,341,2),(920,342,1),(921,342,2),(922,343,1),(923,343,2),(927,344,2),(926,344,1),(928,345,0),(1106,417,2),(934,347,2),(933,347,1),(935,348,0),(1105,417,1),(1102,416,0),(950,354,2),(949,354,1),(951,355,1),(952,355,2),(953,356,1),(954,356,2),(955,357,1),(956,357,2),(957,358,0),(958,359,0),(959,360,0),(960,361,1),(961,361,2),(962,362,1),(963,362,2),(964,363,1),(965,363,2),(967,353,1),(968,353,2),(969,353,3),(976,367,2),(975,367,1),(977,368,1),(978,368,2),(979,188,1),(980,369,0),(981,370,0),(982,371,1),(983,371,2),(984,372,1),(985,372,2),(986,304,1),(987,304,2),(988,302,1),(989,373,1),(990,373,2),(1012,364,1),(1011,364,0),(993,374,1),(994,374,2),(995,375,1),(996,375,2),(1649,656,1),(1656,655,2),(1655,655,1),(1644,478,2),(1002,378,0),(1003,379,0),(1004,380,1),(1005,380,2),(1006,381,0),(1007,196,1),(1014,382,0),(1023,228,1),(1022,228,0),(1473,230,0),(1018,229,1),(1019,383,0),(1020,384,1),(1021,384,2),(1039,391,1),(1040,391,2),(1041,392,1),(1042,392,2),(1043,393,1),(1044,393,2),(1045,394,1),(1046,394,2),(1047,383,1),(1048,395,1),(1049,395,2),(1092,412,2),(1696,396,1),(1055,397,2),(1054,397,1),(1056,205,1),(1057,205,2),(1058,398,1),(1059,398,2),(1060,399,1),(1061,399,2),(1062,400,1),(1063,400,2),(1064,401,1),(1065,401,2),(1066,402,1),(1067,402,2),(1463,403,2),(1462,403,1),(1070,404,0),(1071,405,0),(1072,406,1),(1073,406,2),(1074,407,1),(1075,407,2),(1076,408,1),(1077,408,2),(1174,409,3),(1173,409,2),(1082,100,1),(1093,413,1),(1094,413,2),(1095,414,1),(1096,414,2),(1107,418,1),(1108,418,2),(1109,419,0),(1110,420,0),(1436,557,1),(1112,422,0),(1113,423,0),(1114,424,0),(1118,426,1),(1119,426,2),(1438,558,0),(1121,428,1),(1122,428,2),(1123,429,1),(1124,429,2),(1126,430,2),(1133,431,0),(1128,432,1),(1129,432,2),(1130,433,1),(1131,433,2),(1437,557,2),(1149,436,1),(1148,435,2),(1147,435,1),(1146,388,2),(1150,436,2),(1151,437,1),(1152,437,2),(1153,438,1),(1154,438,2),(1155,439,1),(1156,439,2),(1157,437,0),(2923,271,0),(1172,409,1),(1171,409,0),(1175,440,1),(1176,440,2),(1177,441,1),(1178,441,2),(1182,442,2),(1181,442,1),(1183,443,0),(1188,444,1),(1185,445,0),(1186,446,0),(1405,542,0),(1404,447,0),(1191,448,0),(1192,449,1),(1193,449,2),(1194,450,1),(1195,450,2),(1340,451,2),(1339,451,1),(1198,452,1),(1199,452,2),(1200,453,1),(1201,453,2),(1202,454,1),(1203,454,2),(1204,455,1),(1205,455,2),(1206,456,1),(1207,456,2),(1208,457,1),(1209,457,2),(1210,458,0),(1211,459,0),(1212,460,1),(1213,460,2),(1214,461,1),(1215,461,2),(1219,463,1),(1218,462,1),(1220,463,2),(1221,464,0),(1225,465,2),(1224,465,1),(1247,466,2),(1246,466,1),(1228,467,0),(1229,468,1),(1230,468,2),(1231,469,1),(1232,469,2),(1233,470,1),(1234,470,2),(1235,471,1),(1236,471,2),(1237,472,0),(1238,473,0),(1239,474,0),(1240,475,0),(1243,476,0),(1244,477,1),(1245,477,2),(1529,592,2),(1504,478,0),(1252,479,1),(1253,479,2),(1254,480,1),(1255,480,2),(1256,481,1),(1257,481,2),(1258,482,1),(1259,482,2),(1260,483,1),(1261,483,2),(1262,484,1),(1263,484,2),(1264,485,1),(1265,485,2),(1266,486,1),(1267,486,2),(1268,487,1),(1269,487,2),(1270,488,1),(1271,488,2),(1272,489,0),(1273,490,0),(1274,241,2),(1275,491,1),(1276,491,2),(1277,492,1),(1278,492,2),(1314,509,2),(1317,493,1),(1281,494,1),(1282,494,2),(1283,495,1),(1284,495,2),(1313,509,1),(1311,496,0),(1287,497,1),(1288,497,2),(1289,498,1),(1290,498,2),(1291,499,1),(1292,499,2),(1293,500,1),(1294,500,2),(1295,501,1),(1296,501,2),(1297,502,1),(1298,502,2),(1305,504,0),(1304,503,0),(1306,505,0),(1307,506,0),(1308,507,0),(1309,508,0),(1315,510,1),(1316,510,2),(1318,493,2),(1589,632,1),(1588,581,2),(1587,581,1),(1586,618,1),(1323,490,1),(1324,490,2),(1325,512,1),(1326,512,2),(1358,513,2),(1357,513,1),(1395,536,0),(1394,514,0),(1331,515,1),(1332,515,2),(1333,516,1),(1334,516,2),(1351,517,0),(1352,518,0),(1353,519,0),(1354,520,0),(1356,521,0),(1359,522,1),(1360,522,2),(1361,523,1),(1362,523,2),(1363,524,1),(1364,524,2),(1365,525,1),(1366,525,2),(1367,526,1),(1368,526,2),(1371,527,1),(1372,527,2),(1373,528,1),(1374,528,2),(1375,529,1),(1376,529,2),(1377,508,1),(1378,508,2),(1379,530,0),(1380,158,1),(1381,158,2),(1382,531,1),(1383,531,2),(1384,532,1),(1385,532,2),(1386,533,1),(1387,533,2),(1388,443,1),(1389,443,2),(1390,534,1),(1391,534,2),(1392,535,1),(1393,535,2),(1396,537,0),(1397,538,0),(1398,539,0),(1399,540,1),(1400,540,2),(1401,448,1),(1402,448,2),(1403,541,0),(1406,543,0),(1407,544,1),(1408,544,2),(1409,289,1),(1410,545,1),(1411,545,2),(1412,546,1),(1413,546,2),(1414,547,1),(1415,547,2),(1416,548,1),(1417,548,2),(1418,549,1),(1419,549,2),(1420,550,0),(1421,551,0),(1422,552,1),(1423,552,2),(1424,553,1),(1425,553,2),(1426,554,1),(1427,554,2),(1433,555,2),(1432,555,1),(1430,556,1),(1431,556,2),(1439,559,0),(1440,560,0),(1441,561,0),(1442,562,0),(1443,563,0),(1445,564,0),(1446,565,0),(1447,566,0),(1448,567,1),(1449,567,2),(1450,475,1),(1451,475,2),(1452,568,1),(1453,568,2),(1454,569,1),(1455,569,2),(1654,570,2),(1653,570,1),(1676,571,2),(1675,571,1),(1464,572,1),(1465,572,2),(1466,536,1),(1467,537,1),(1468,573,1),(1469,573,2),(1470,574,1),(1471,574,2),(1945,796,0),(1475,558,1),(1476,576,1),(1477,576,2),(1478,577,0),(1619,631,2),(2865,1145,1),(1618,631,1),(1487,581,0),(1488,582,1),(1489,582,2),(1490,583,1),(1491,583,2),(1492,584,1),(1493,584,2),(1494,585,1),(1495,585,2),(1498,586,0),(1499,587,0),(1500,588,0),(1501,589,0),(1502,590,0),(1503,591,0),(1528,592,1),(1507,593,1),(1508,593,2),(1509,594,1),(1510,594,2),(1516,597,1),(1515,595,1),(1513,596,1),(1514,596,2),(1517,597,2),(1518,598,1),(1519,598,2),(1520,599,1),(1521,599,2),(1522,600,1),(1523,600,2),(1524,601,1),(1525,601,2),(1526,602,1),(1527,602,2),(2546,1030,2),(1531,604,1),(1532,604,2),(1533,605,0),(1534,606,0),(1597,637,1),(1536,608,1),(1537,608,2),(1538,609,1),(1539,609,2),(1540,610,1),(1541,610,2),(1542,505,1),(1543,505,2),(1544,611,1),(1545,611,2),(1546,612,1),(1547,612,2),(1548,613,0),(1549,614,1),(1550,614,2),(1551,615,0),(1552,616,0),(1553,617,1),(1554,617,2),(1559,618,0),(1556,619,0),(1557,620,0),(1560,621,1),(1561,621,2),(1562,622,1),(1563,622,2),(1564,623,1),(1565,623,2),(1566,624,1),(1567,624,2),(1568,625,1),(1569,625,2),(1570,626,0),(1572,627,0),(1578,628,1),(1579,628,2),(1580,629,1),(1581,629,2),(1582,630,1),(1583,630,2),(1590,632,2),(1591,633,1),(1592,633,2),(1593,634,1),(1594,634,2),(1595,635,0),(1596,636,0),(1598,637,2),(1747,699,1),(1746,698,2),(1745,698,1),(1602,639,1),(1603,639,2),(1604,640,1),(1605,640,2),(1606,641,1),(1607,641,2),(1608,476,1),(1609,566,1),(1610,566,2),(1611,565,1),(1612,642,1),(1613,642,2),(1614,643,1),(1615,643,2),(1621,644,2),(1620,644,1),(1828,645,1),(1827,645,0),(1624,646,1),(1625,646,2),(1626,647,1),(1627,647,2),(1628,648,1),(1629,648,2),(1630,649,1),(1631,649,2),(1632,650,1),(1633,650,2),(1641,651,2),(1640,651,1),(2385,974,1),(2713,1083,1),(1651,657,1),(1652,657,2),(1657,658,1),(1658,658,2),(1659,659,1),(1660,659,2),(1661,660,1),(1662,660,2),(1663,661,1),(1664,661,2),(1665,662,1),(1666,662,2),(1667,663,1),(1668,663,2),(1669,664,1),(1670,664,2),(1671,665,1),(1672,665,2),(1677,666,1),(1678,666,2),(1679,667,1),(1680,667,2),(1681,668,1),(1682,668,2),(1683,669,1),(1684,669,2),(1685,670,1),(1686,670,2),(1688,672,1),(1689,672,2),(1690,673,1),(1691,673,2),(1692,674,1),(1693,674,2),(1694,675,1),(1695,675,2),(1697,676,1),(1698,676,2),(1699,677,1),(1700,677,2),(1701,678,1),(1702,678,2),(1703,679,1),(1704,679,2),(1705,680,1),(1706,680,2),(1707,681,1),(1708,681,2),(1709,682,1),(1710,682,2),(1711,683,1),(1712,683,2),(1713,684,1),(1714,684,2),(1718,587,2),(1719,686,1),(1720,686,2),(2921,687,1),(1722,688,1),(1723,688,2),(1724,689,1),(1725,689,2),(1726,690,1),(1727,690,2),(1728,302,2),(1729,691,1),(1730,691,2),(1732,692,1),(1733,692,2),(1734,693,1),(1735,693,2),(1736,694,1),(1737,694,2),(1738,695,1),(1739,695,2),(2379,972,1),(2203,764,1),(2199,896,2),(2198,896,1),(2856,1143,2),(1748,699,2),(1749,700,1),(1750,700,2),(1772,701,2),(1771,701,1),(1753,702,1),(1754,702,2),(1755,703,1),(1756,703,2),(2466,704,2),(2465,704,1),(1759,705,1),(1760,705,2),(1761,706,1),(1762,706,2),(1763,707,1),(1764,707,2),(1765,708,1),(1766,708,2),(1767,709,1),(1768,709,2),(1769,710,1),(1770,710,2),(1773,711,1),(1774,711,2),(1775,712,0),(2933,835,4),(1944,795,0),(2854,1142,2),(2920,687,0),(2721,1086,1),(2718,1085,2),(2717,1085,1),(1802,713,0),(1791,714,0),(1794,715,0),(1795,716,0),(1796,717,0),(1797,718,0),(1798,719,0),(1799,720,0),(1800,721,0),(1801,722,0),(1803,723,0),(1804,724,0),(1805,725,0),(1806,726,0),(1807,727,0),(1808,728,0),(2545,1030,1),(2544,1029,2),(2543,1029,1),(2855,1143,1),(1816,732,0),(1817,733,0),(1818,734,0),(1829,645,2),(1820,736,0),(1821,737,1),(1822,737,2),(1824,738,0),(1825,739,0),(1826,740,0),(1830,741,1),(1831,741,2),(1832,742,1),(1833,742,2),(1834,743,1),(1835,743,2),(2211,744,2),(2210,744,1),(1838,745,1),(1839,745,2),(1840,746,1),(1841,746,2),(1842,747,1),(1843,747,2),(1844,748,1),(1845,748,2),(1846,749,0),(1847,750,0),(1928,751,1),(1927,751,0),(1850,752,1),(1851,752,2),(1852,753,1),(1853,753,2),(1854,754,1),(1855,754,2),(1856,755,1),(1857,755,2),(1858,756,1),(1859,756,2),(1860,757,1),(1861,757,2),(1862,758,0),(1863,759,0),(1864,760,0),(1865,761,1),(1866,761,2),(1870,762,2),(1869,762,1),(1871,763,1),(1872,763,2),(1873,764,0),(1874,765,0),(1875,766,0),(1876,767,1),(1877,767,2),(1878,768,1),(1879,768,2),(1880,769,1),(1881,769,2),(1882,750,1),(1883,770,1),(1884,770,2),(1885,771,1),(1886,771,2),(1887,772,1),(1888,772,2),(1889,773,1),(1890,773,2),(1891,774,1),(1892,774,2),(1893,775,1),(1894,775,2),(1895,776,1),(1896,776,2),(1897,777,1),(1898,777,2),(1899,778,1),(1900,778,2),(1901,779,1),(1902,779,2),(1903,780,0),(1904,781,0),(1905,782,1),(1906,782,2),(1907,783,1),(1908,783,2),(1909,784,1),(1910,784,2),(1912,785,0),(1913,721,1),(1914,721,2),(1915,722,1),(1916,786,1),(1917,786,2),(1918,787,0),(1919,788,0),(1933,789,1),(1932,789,0),(1929,751,2),(1930,751,3),(1931,790,0),(1934,789,2),(1935,789,3),(1936,791,0),(1937,792,0),(1946,797,0),(1947,798,0),(1948,799,0),(1949,800,0),(1950,801,1),(1951,801,2),(1952,802,0),(1953,803,0),(1954,804,0),(1955,805,1),(1956,805,2),(1957,719,1),(1958,806,1),(1959,806,2),(1960,807,1),(1961,807,2),(1962,808,1),(1963,808,2),(1964,521,1),(1965,809,1),(1966,809,2),(1967,810,0),(1968,811,0),(1969,812,1),(1970,812,2),(1971,813,1),(1972,813,2),(1973,814,1),(1974,814,2),(1984,820,1),(1986,815,1),(1977,816,1),(1978,816,2),(1980,817,0),(1981,818,0),(1982,819,0),(1985,820,2),(1987,821,1),(1988,821,2),(1989,822,1),(1990,822,2),(1991,823,1),(1992,823,2),(1993,824,1),(1994,824,2),(1995,825,0),(1997,826,0),(1998,827,0),(1999,828,0),(2000,829,0),(2902,837,4),(2858,1144,2),(2904,838,4),(2519,1021,1),(2384,973,2),(2918,272,1),(2477,1010,1),(2853,1142,1),(2110,863,2),(2589,1045,2),(2588,1045,1),(2054,842,1),(2055,842,2),(2056,843,1),(2057,843,2),(2058,844,1),(2059,844,2),(2060,845,1),(2061,845,2),(2062,846,1),(2063,846,2),(2064,847,1),(2065,847,2),(2066,848,1),(2067,848,2),(2068,849,1),(2069,849,2),(2071,850,0),(2072,851,0),(2890,852,4),(2513,1020,1),(2903,838,1),(2082,854,1),(2083,854,2),(2084,855,1),(2085,855,2),(2715,1084,1),(2259,917,0),(2661,1071,1),(2714,1083,2),(2697,1082,1),(2091,861,1),(2092,861,2),(2095,862,1),(2096,862,2),(2109,863,1),(2111,864,1),(2112,864,2),(2338,949,1),(2905,873,4),(2901,837,1),(2124,866,0),(2117,867,1),(2118,867,2),(2119,868,0),(2120,869,0),(2121,870,0),(2122,871,0),(2716,1084,2),(2900,837,0),(2135,875,1),(2136,875,2),(2141,876,1),(2142,876,2),(2143,877,1),(2144,877,2),(2145,878,1),(2146,878,2),(2147,760,1),(2148,760,2),(2149,879,1),(2150,879,2),(2151,880,1),(2152,880,2),(2153,881,1),(2154,881,2),(2155,882,1),(2156,882,2),(2157,883,1),(2158,883,2),(2166,884,0),(2167,885,0),(2168,886,0),(2169,887,0),(2170,888,1),(2171,888,2),(2172,889,1),(2173,889,2),(2174,825,1),(2175,825,2),(2179,890,2),(2178,890,1),(2184,891,1),(2185,891,2),(2186,892,1),(2187,892,2),(2188,893,1),(2189,893,2),(2190,894,1),(2191,894,2),(2192,895,1),(2193,895,2),(2204,897,1),(2205,897,2),(2206,898,1),(2207,898,2),(2208,899,1),(2209,899,2),(2212,900,1),(2213,900,2),(2214,901,1),(2215,901,2),(2219,902,2),(2218,902,1),(2220,903,1),(2221,903,2),(2913,904,4),(2912,904,2),(2230,905,0),(2231,906,0),(2232,815,2),(2233,907,1),(2234,907,2),(2235,908,0),(2236,909,1),(2237,909,2),(2242,910,1),(2243,910,2),(2590,1046,1),(2896,1044,1),(2247,912,1),(2248,912,2),(2249,913,1),(2250,913,2),(2251,914,1),(2252,914,2),(2253,915,1),(2254,915,2),(2255,916,1),(2256,916,2),(2293,918,0),(2261,919,0),(2262,920,0),(2268,921,2),(2267,921,1),(2272,922,2),(2271,922,1),(2273,923,1),(2274,923,2),(2275,811,1),(2276,924,1),(2277,924,2),(2278,736,1),(2279,736,2),(2280,925,1),(2281,925,2),(2282,926,1),(2283,926,2),(2284,927,1),(2285,927,2),(2297,929,0),(2301,933,2),(2300,933,1),(2302,605,1),(2303,605,2),(2304,934,1),(2305,934,2),(2306,935,1),(2307,935,2),(2308,936,1),(2309,936,2),(2310,937,1),(2311,937,2),(2312,938,1),(2313,938,2),(2314,810,1),(2315,810,2),(2316,939,1),(2317,939,2),(2318,940,1),(2319,940,2),(2320,941,1),(2321,941,2),(2322,942,1),(2323,942,2),(2324,943,1),(2325,943,2),(2333,944,0),(2327,945,0),(2328,946,0),(2334,947,1),(2335,947,2),(2336,948,1),(2337,948,2),(2339,949,2),(2340,950,1),(2341,950,2),(2342,951,0),(2343,952,0),(2344,953,0),(2899,954,0),(2346,955,1),(2347,955,2),(2348,956,1),(2349,956,2),(2350,957,1),(2351,957,2),(2352,958,1),(2353,958,2),(2354,959,1),(2355,959,2),(2514,1020,2),(2383,973,1),(2358,962,1),(2359,962,2),(2360,963,1),(2361,963,2),(2362,964,1),(2363,964,2),(2364,965,1),(2365,965,2),(2366,966,1),(2367,966,2),(2368,967,1),(2369,967,2),(2370,968,1),(2371,968,2),(2372,969,1),(2373,969,2),(2377,970,2),(2376,970,1),(2591,1046,2),(2386,974,2),(2387,975,1),(2388,975,2),(2392,976,2),(2391,976,1),(2393,977,1),(2394,977,2),(2395,978,1),(2396,978,2),(2397,979,1),(2398,979,2),(2399,980,1),(2400,980,2),(2401,981,1),(2402,981,2),(2403,982,1),(2404,982,2),(2405,983,1),(2406,983,2),(2407,984,1),(2408,984,2),(2409,985,1),(2410,985,2),(2411,986,1),(2412,986,2),(2413,987,1),(2414,987,2),(2415,988,1),(2416,988,2),(2417,989,1),(2418,989,2),(2419,990,1),(2420,990,2),(2421,991,1),(2422,991,2),(2423,992,1),(2424,992,2),(2425,993,1),(2426,993,2),(2427,994,1),(2428,994,2),(2429,995,1),(2430,995,2),(2431,996,1),(2432,996,2),(2435,997,1),(2436,997,2),(2676,1077,2),(2675,1077,1),(2917,999,4),(2916,999,2),(2915,999,1),(2914,999,0),(2447,1000,1),(2448,1000,2),(2449,1001,1),(2450,1001,2),(2451,1002,1),(2452,1002,2),(2453,1003,1),(2454,1003,2),(2455,1004,1),(2456,1004,2),(2457,1005,1),(2458,1005,2),(2459,1006,1),(2460,1006,2),(2922,1007,1),(2911,904,1),(2471,1009,1),(2472,1009,2),(2481,1012,1),(2482,1012,2),(2483,1013,1),(2484,1013,2),(2485,1014,1),(2486,1014,2),(2487,1015,1),(2488,1015,2),(2491,1016,1),(2492,1016,2),(2493,1017,1),(2494,1017,2),(2499,1018,1),(2500,1018,2),(2501,1019,1),(2502,1019,2),(2532,1024,2),(2531,1024,1),(2527,1025,1),(2528,1025,2),(2529,1026,1),(2530,1026,2),(2533,1027,1),(2534,1027,2),(2535,1028,1),(2536,1028,2),(2547,1031,1),(2548,1031,2),(2549,1032,1),(2550,1032,2),(2557,1033,1),(2558,1033,2),(2559,1034,1),(2560,1034,2),(2895,1037,4),(2932,1036,4),(2565,1038,1),(2566,1038,2),(2570,1040,1),(2569,1039,1),(2571,1040,2),(2577,1041,1),(2578,1041,2),(2579,1042,1),(2580,1042,2),(2581,1043,1),(2582,1043,2),(2599,1047,1),(2600,1047,2),(2601,1048,1),(2602,1048,2),(2677,1078,1),(2604,1050,1),(2605,1050,2),(2606,1051,1),(2607,1051,2),(2608,1052,1),(2609,1052,2),(2610,1053,1),(2611,1053,2),(2616,1054,1),(2617,1054,2),(2700,1055,2),(2699,1055,1),(2620,1056,1),(2621,1056,2),(2622,1057,1),(2623,1057,2),(2628,1058,1),(2629,1058,2),(2630,1059,1),(2631,1059,2),(2632,1060,1),(2633,1060,2),(2634,1061,1),(2635,1061,2),(2636,1062,1),(2637,1062,2),(2791,1116,1),(2639,1064,1),(2640,1064,2),(2641,1065,1),(2642,1065,2),(2643,1066,1),(2644,1066,2),(2645,1067,1),(2646,1067,2),(2652,1068,2),(2651,1068,1),(2649,1069,1),(2650,1069,2),(2656,1070,2),(2655,1070,1),(2662,1071,2),(2663,1072,1),(2664,1072,2),(2665,1073,1),(2666,1073,2),(2667,1074,1),(2668,1074,2),(2669,332,1),(2670,332,2),(2671,1075,1),(2672,1075,2),(2673,1076,1),(2674,1076,2),(2678,1078,2),(2682,1079,2),(2681,1079,1),(2683,1080,1),(2684,1080,2),(2842,1136,1),(2910,904,0),(2695,207,1),(2696,207,2),(2698,1082,2),(2723,1087,1),(2724,1087,2),(2725,1088,1),(2726,1088,2),(2727,1089,1),(2728,1089,2),(2729,1090,1),(2730,1090,2),(2731,1091,1),(2732,1091,2),(2742,1092,2),(2741,1092,1),(2735,1093,1),(2736,1093,2),(2737,1094,1),(2738,1094,2),(2739,1095,1),(2740,1095,2),(2743,1096,1),(2744,1096,2),(2750,1097,2),(2749,1097,1),(2754,1098,2),(2753,1098,1),(2755,1099,1),(2756,1099,2),(2757,1100,1),(2758,1100,2),(2759,1101,1),(2760,1101,2),(2761,1102,1),(2762,1102,2),(2763,1103,1),(2764,1103,2),(2765,1104,1),(2766,1104,2),(2767,1105,1),(2768,1105,2),(2769,1106,1),(2770,1106,2),(2771,1107,1),(2772,1107,2),(2773,1108,1),(2774,1108,2),(2778,1109,2),(2777,1109,1),(2779,1110,1),(2780,1110,2),(2781,1111,1),(2782,1111,2),(2783,1112,1),(2784,1112,2),(2785,1113,1),(2786,1113,2),(2787,1114,1),(2788,1114,2),(2789,1115,1),(2790,1115,2),(2792,1116,2),(2798,1117,2),(2797,1117,1),(2795,1118,1),(2796,1118,2),(2799,1119,1),(2800,1119,2),(2801,1120,1),(2802,1120,2),(2803,1121,1),(2804,1121,2),(2805,1122,1),(2806,1122,2),(2898,1123,1),(2897,1123,0),(2817,1124,1),(2818,1124,2),(2819,1125,1),(2820,1125,2),(2821,1126,1),(2822,1126,2),(2827,1127,1),(2828,1127,2),(2829,1128,1),(2830,1128,2),(2831,1129,1),(2832,1129,2),(2833,1130,1),(2834,1130,2),(2835,1131,1),(2836,1131,2),(2837,1132,1),(2838,1132,2),(2883,1133,1),(2889,1134,1),(2888,1141,1),(2843,1136,2),(2844,1137,1),(2845,1137,2),(2846,1138,1),(2847,1138,2),(2848,1139,1),(2849,1139,2),(2850,1140,1),(2851,1140,2),(2866,1145,2),(2867,1146,1),(2868,1146,2),(2869,1147,1),(2870,1147,2),(2871,1148,1),(2872,1148,2),(2877,1149,1),(2878,1149,2),(2879,1150,1),(2880,1150,2),(2934,1151,1),(2940,1154,1),(2937,1153,2),(2936,1153,1),(2935,1151,2),(2939,1155,1),(2941,1156,1);

--
