Attn: Mr.Nimbalkar
We have received the your comments on P&ID changes. Revised bar charts are yet to come. Please send the revised schedules urgently. 

As per the meeting held on 21.06.2008, you are supposed to arrange drawing of base plate dimensions and loadings for foundations by 30.06.2008, i.e. today. Please arrange these drawings immediately as civil activity should be completed before end of July'08. Please note that seasonal rains will hamper the civil activity. Please respond. 

Please treat this as most urgent. 
