MOM16/6/2016.
CS: P&ID's are ready to be uploaded June 17, 2016
ATFD-H: P&ID's are ready to be uploaded June 17, 2016
Status of other P&ID's:
ATFE: Not touched yet, will be handled in following lot
SPDU: Not touched yet, will be handled in following lot
ATFD-V: Final. Benchscale stays in the skid, P&ID stays as is. In case of reuse, piping to be done as per 3D model, and installation/exchange of current benchscale ATFD to be done in Geleen. In case new Benchscale, unit, nothing changes. Final decision on reuse will be done later.
Torque and RPM measurement will be implemented
Isolation valves; to be indicated on P&ID by TFS BV
Motor assembly in line with Rotor, check availability of gear-box for RPM-reduction from 1400 to ca. 760 (FC) and using VFD to reduce to 370RPM (ZC) à Motor HP to be checked accordingly
LLE: RLT measurement will be removed. 2 DPT's will be installed. DPT's should be suitable for solidifying material. 
Preheaters/heatexchangers will be removed from P&ID. Instead heated feed tanks will be delivered 2x 200L and 1x 150L  (vacuumtight, with Temperature measurement, with agitator, mechanical seal). Existing 50L vessel can be reused.
LLE: RLT measurement will be removed. 2 DPT's will be installed. DPT's should be suitable for solidifying material. 
RFE/FFE: Seperator is fabricated, with only one tangential nozzle provided, hence P&ID will be revised back into initial scenario
FCE: Design Pressure / Hydrostatic test-pressure, to be ensured to be 12barg, in case not foreseen, install safety valve
Valve with ** and drain will be combined
PFC: Temperature control on 3 or 4 jackets PFC, decided by final dimensions, since current PP has a too high feed-rate (60-100Ltr/hr)
Temperature control is not fixed as such, operations are fairly straight 
ACE: No points of discussion
Feeding & Discharge: Trolley design important, all current equipment will be reused. 
Utility: STS3 must have control valve on header
Warm water Boiler by NL, warm water header still to be provided by India
Final decision: vac1 will be waterring pump with 2x RBL

All revisions will be finished this week.
