G.A schedule:
  1. GA submission by TF to Hikal : 10.01.08
  2. Hikal  approval on nozzle sizes to be sent to TF latest by 15.01.08
  3. Approved GA drawings with orientations from Hikal to be to TF latest by 20.01.08
  4. Manufacturing dates :16.01.08 to 19.02.08