1. The pending GA drg approval is affecting progress on many fronts. However it is critical now to order forged parts of the equipment due to their longer delivery periods. We could do that now if you confirm that the basic geometry of the SPDUs will not be revised.
2. Our production schedule assumes working on the rotor fabrication earlier than the shells. It is critical for us to receive the comments on the details of the rotor. 

We would like to get a favourable response  at least on above issues in today's coneference meeting.
 
