With respect to the quality assurance plan, we would like to add the following things:

On the document plan:
Documents during project execution:
-	PLC-program should also be delivered, prior to shipment.
Documents with shipment:
-	PED & CE-documents
-	Operation and maintenance manual should also be available in Dutch

On the inspection plan we would like to have it as follows
1. Material Identification – Notes: 304L should also be analysed on (the absence of) Mo
2. Interstage inspection prior to disassembling and packing (someone of Bekaert will come to India for this)
            Hydrotesting of the equipment…            	H          W
            Visual inspection of the skid                   H          W
3. Interstage inspection after erection
            Visual inspection of the skid                   H          W
4. Final inspection
            Hydrotesting of the equipment…              H          W
            Visual inspection of the skid                   H          W
            Vacuum testing ….                                W         W
            Performance testing of the skid: All process parameters should be according to specification: 1300l/u @ ratio of 2/3 recuperation during 24 hours (based on steam pressure feed of 2 kg)
                                                                        W         W

I put the hydrotesting on specific moments, but I'm not sure of this is possible. Can you explain more in detail the hydrotesting of the equipment?
