We have put the parts on hold. If you give the confirmation for the modification, then the first SPDU would be ready by the 21st of September, second by 28th of September and the third by 5th of October. The finish date for the first and second SPDU is going ahead  because we do not have the material in stock. The design, procurement, testing and fabrication would take 16 days. 