Dear Sudipto ,

Following are the points  you mention in MOM of  Kick-off meeting at DRL in Technoforce favor .
Please find our reply

1. HAZOP study reports needs to be submitted —OK
2. Dr. Reddy's prefers Schneider make PLCs for all instruments- OK
3. Vacuum Pump noise level to be controlled to statutory limit as mentioned in URS- OK ,before purchasing we let know if there is any contradiction.
4. Drain to be provided for collecting floor drainage---Common drain should be there for collecting floor drainage, but it will be in DRL scope and not in Technoforce scope.
5. Lifting arrangement for all the equipment to be provided and structure to be designed--- we will submit the height require for removal of ATFD-Rotor, based on that roof height will decide . Required lifting arrangement is scope of DRL. In structure calculation Technoforce will consider roof weight.
6. MEE CIP chemicals include Sulfonic Acid,Nitric Acid,Caustic. CIP Liquid to be taken back to Biological ETP-----OK
7. One site operator and 1 casual operator will be required……ok
8. All the requirements mentioned in minimum deliverables attached with PO needs to be provided to Dr. Reddy's—OK 



